Equitable adjustment

An equitable adjustment, in government contracting, is a contract adjustment pursuant to a changes clause, to compensate the contractor expense incurred due to actions of the Government or to compensate the Government for contract reductions. An equitable adjustment includes an allowance for profit; clauses that provide for adjustments, excluding profit, are not considered "equitable adjustments."

## Contents

* 1 Variations
* 2 In a "changes clause" in government construction contracts
* 3 Venues
* 4 Requirement of causation
* 5 See also
* 6 References

## Variations

* A "price adjustment" is a change to the established price of the contract arrived at by mutual agreement between the Government and contractor.
* An "adjustment in estimated quantities" is a contract adjustment pursuant to the contract clause on variation in estimated quantities.
* A "bilateral modification" is a supplemental agreement on which the Contracting Officer and the contractor have agreed to a price and/or time adjustment. Contrast a "unilateral modification," a modification on which the Contracting Officer and the contractor cannot agree to a price and/or time adjustment equal to or within the Government Estimate. In such cases the modification containing the adjustment in price and/or time price contained in the Government Estimate may be issued unilaterally, with or without a Contracting Officer's Final Decision. Unilateral modifications are also used to make administrative changes and to issue termination notices.

## In a "changes clause" in government construction contracts

Changes clauses give the government the power unilaterally to order contractual modifications;[1] in return, the contract specifies that if the parties are unable to agree on compensation to be received by the contractor for the modified work, the contractor shall be entitled to an equitable adjustment. The goal of an equitable adjustment is to place the contractor in the position he or she would have been in had the change not been encountered. The adjustment should not alter the contractor's profit or loss position from what it was before the change occurred.[2] As mutually agreed by the government and contractor.

## Venues

Equitable adjustments are determined by federal agencies.[3] The cornerstone of the regulatory scheme is the Federal Acquisition Regulations System, which comprises the Federal Acquisition Regulation (hereinafter referred to as "FAR"), which are contained in Chapter 1 of Title 48 of the Code of Federal Regulations,[4] and agency regulations supplementing or implementing the FAR.[5] Generally the FAR apply to contract solicitations issued on or after April 1, 1984.[6] Earlier contracts are governed by the prior agency regulations. The principal prior regulations were the Defense Acquisition Regulations [7] and the Federal Procurement Regulations.[8]

There have been several major legislative changes over the years. The Contract Disputes Act of 1978[9] and the Federal Courts Improvement Act of 1982[10] established new procedures and remedies for the resolution of disputes between the government and contractors. The Competition in Contracting Act of 1984 (CICA) [11] encourages competitive government procurement procedures.[12]

## Requirement of causation

To paraphrase Ralph L. Jones Co. v. United States, 33 Fed. Cl. 327, 331-332 (Fed. Cl. 1995):

The ultimate goal of an equitable adjustment is to do equity;[13] to achieve equity, the government contractor seeking an equitable adjustment bears the "essential burden of establishing the fundamental facts of liability, causation, and resultant injury."[14] It must show that the increased costs arose from work which was materially different from that contemplated by the parties.[15] The increased costs must be the direct and necessary result of the changes.[16]
An equitable adjustment is determined by whether the work was foreseeable based on the information before the contractor at the time of the contract.[17] "Foreseeability" in this instance refers to work that reasonably could be anticipated based on the contemplation of the parties. The question is whether the work would be a foreseeable consequence of those matters the parties "considered with continued attention," regarded thoughtfully, or "viewed . . . as probable or as an . . . intention."See Webster's New International Dictionary, 2d ed. 574 (1955).

## See also

* CEMS, Inc. v. United States

## References

* Military glossary (in the public domain)

1. ↑ 4-15 Construction Law P 15.03
2. ↑ J.F. Shea Co. v. United States, 10 Cl. Ct. 620 (1986) . Where a contract was bid in a lump sum, the equitable adjustment for substitution of work is computed by the following formula: (1) Adjusted contract price; (2) Less projected cost without changed conditions; (3) Plus actual cost under changed conditions; (4) Plus reasonable profit/overhead computed in accordance with governing regulations on difference between 2 and 3.
3. ↑ 4-15 Construction Law P 15.03
4. ↑ The FAR were published at 48 Fed. Reg. 42,102
5. ↑ Agency regulations implementing the FAR are as follows: Agency for International Development (AID), 49 Fed. Reg. 13,236 (1984) ; Department of Commerce, 49 Fed. Reg. 12,956 (1984) ; Department of Defense, 49 Fed. Reg. 11,302 (1984) ; Department of Energy, 49 Fed. Reg. 11,922 (1984) ; Environmental Protection Agency, 49 Fed. Reg. 8834 (1984) ; Federal Emergency Management Agency, 49 Fed. Reg. 12,646 (1984) ; General Services Administration, 49 Fed. Reg. 10,792 (1984) ; Department of Health and Human Services, 48 C.F.R. ch. 3; Department of Housing and Urban Development, 49 Fed. Reg. 8258 (1984) ; National Aeronautics and Space Administration, 49 Fed. Reg. 12,370 (1984) ; National Science Foundation, 48 C.F.R. ch. 25; Department of Transportation, 48 C.F.R. ch. 12; and Veterans Administration, 48 C.F.R. ch. 8.
6. ↑ 48 Fed. Reg. 42,102 .
7. ↑ 48 C.F.R. ch. 2.
8. ↑ 48 C.F.R. ch. 1.
9. ↑ 41 U.S.C. §§ 601-613. See also In re Liberty Constr., 9 F.3d 800 (9th Cir. 1993) (the federal district courts have subject matter jurisdiction in suits against the SBA, even after the passage of the Contract Disputes Act, because the SBA's "sue and be sued" provision independently confers jurisdiction).
10. ↑ Pub. L. No. 97-164, 96 Stat. 25 (Apr. 2, 1982).
11. ↑ 41 U.S.C. §§ 251 and 253.
12. ↑ See AT&T Communications, Inc. v. Wiltel, Inc., 1 F.3d 1201 (Fed. Cir. 1993) (The CICA does not prevent modifications to a contract if the modifications are not outside the scope of the original contract); Birch & Davis Int'l, Inc. v. Christopher, 4 F.3d 970 (Fed. Cir. 1993) (CICA and FAR preclude the elimination of a bidder as not in competitive range if such bidder has a "reasonable chance" that it will be selected); Rapides Regional Medical Ctr. v. Secretary, 974 F.2d 565 (5th Cir. 1992) (defining "procurement" as the term applies to the CICA).
13. ↑ General Dynamics Corp. v. United States. 218 Ct. Cl. 40, 56, 585 F.2d 457 (1978).
14. ↑ Wunderlich Contracting Co. v. United States, 351 F.2d 956, 968-969 (Ct. Cl. 1965)
15. ↑ Mojave Enterprises v. United States 3 Cl. Ct. 353, 357 (1983); Miller Elevator Co., Inc. v. United States 30 Fed. Cl. 662, 678 (1994).
16. ↑ Johns-Manville v. United States, 12 Cl. Ct. 1, 33 (1987) (citations omitted).
17. ↑ See Johns-Manville v. United States, 12 Cl. Ct. 1, 33 (1987); Sterling Millwrights v. United States, 26 Cl. Ct. 49, 72 (1992); Mojave Enterprises, 3 Cl. Ct. at 357.

0.00

(0 votes)

Original source: https://en.wikipedia.org/wiki/Equitable adjustment. Read more

|

Retrieved from "https://handwiki.org/wiki/index.php?title=Finance:Equitable_adjustment&oldid=345092"