Space Launch System core stage

Short description: Main stage of the NASA Space Launch System rocket

Space Launch System core stage

The Artemis I Core Stage horizontal in the Vehicle Assembly Building

Manufacturer| Boeing
Country of origin| United States
Used on| Space Launch System
General characteristics
Height| 65 m (212 ft)[1]
Diameter| 8.4 m (27.6 ft)[1]
Propellant mass| 987 t (2,177,000 lb)
[1] (144 t (317,000 lb) LH2, 840 t (1,860,000 lb) LOx[1])
Empty mass| 97,940 kg (215,910 lb)[2]
Launch history
Status| Active
Total launches| 1
Successes
(stage only)| 1
First flight| November 16, 2022 (Artemis I)
Engine details
Engines| 4 RS-25
Thrust| 9,120 kN (2,050,000 lbf)
Specific impulse| 366 seconds (3.59 km/s) sea level,
452.3 seconds (4.436 km/s) vacuum
Burn time| 500 s[3]
Fuel| LH2/LOX

The Space Launch System core stage, or simply core stage, is the main stage of the American Space Launch System (SLS) rocket, built by The Boeing Company in the NASA Michoud Assembly Facility. At 65 m (212 ft) tall and 8.4 m (27.6 ft) in diameter, the core stage contains approximately 987 t (2,177,000 lb) of its liquid hydrogen and liquid oxygen cryogenic propellants. Propelled by 4 RS-25 engines, the stage generates approximately 7.44 MN (1,670,000 lbf) of thrust, about 25% of the Space Launch System's thrust at liftoff, for approximately 500 seconds, propelling the stage alone for the last 375 seconds of its burn. The stage lifts the rocket to an altitude of approximately 162 km (531,380 ft) before separating, reentering the atmosphere over the Pacific Ocean.

The core stage originated in 2011, when the architecture of the Space Launch System as a whole was defined. In the aftermath of the end of the Space Shuttle program and the cancellation of its prospective replacement the Constellation program, the SLS emerged, a super-heavy lift launch vehicle intended for human spaceflight to the Moon.[4] The core stage is the first newly-developed stage of the SLS; the ICPS (Interim Cryogenic Propulsion Stage) and five-segment boosters are adaptations of existing hardware, to be replaced by the Exploration Upper Stage and BOLE boosters respectively.

Production of core stages began by 2014, but was beset by numerous difficulties in production and testing which delayed the readiness of the first core stage by several years. The core stage first flew on November 16, 2022, on the Artemis I mission, in which it performed successfully. As of 2024, the second core stage is completed,[5] with the third and fourth core stages in production and while work has begun for the fifth and sixth, their production pending the transfer of SLS operations to Deep Space Transport, the vehicle's future operator.

## Contents

* 1 Design
* 1.1 Main propulsion
* 1.1.1 Thrust structures
* 1.1.2 Propellant tanks
* 1.1.3 Space Shuttle heritage and differences
* 2 Manufacturing
* 2.1 Main structural elements
* 2.1.1 Thermal protection system
* 2.1.2 Integration and assembly
* 2.1.3 Revised integration procedure
* 3 History
* 3.1 Origins
* 3.1.1 Design maturation
* 3.1.2 Production troubles
* 3.1.3 First launch campaign
* 3.1.4 Beyond Artemis I
* 3.1.5 Contract extension and reworking
* 4 List of stages
* 5 References

## Design

The core stage comprises five major sections: the engine section, the liquid hydrogen (LH2) tank, the intertank, the liquid oxygen (LOx) tank, and the forward skirt. These elements can be further divided into ten barrel sections, four domes, and seven rings, together forming the structure of the rocket stage.[6]

The structure of the core stage

### Main propulsion

Structural Test Article engine section with thrust structure

The core stage is powered by 4 RS-25 engines housed inside the engine section at the base of the stage. The engines are associated with the main propulsion system, which support the engines in their operation, allowing them to gimbal, or deflect, to control the rocket, supply them with liquid hydrogen and liquid oxygen propellants, and keep the propellant tanks pressurized. In service of this role, the main propulsion system is outfitted with hydraulic systems that move the engine bells to allow them to gimbal, pneumatics to actuate the numerous valves within the rocket, a pressurant system to feed gaseous propellants into their tanks, and large amounts of ducting. The pneumatic system is kept pressurized by helium stored in five composite-overwrapped pressure vessels within the engine section, while hydraulic power is provided by an auxiliary power unit called the CAPU, which on the first two core stages is directly reused Space Shuttle hardware. The CAPU is a turbine which is spun by pressurized gaseous helium during vehicle startup, then by hydrogen gas, as opposed to its Space Shuttle usage when it was powered by the flow of hydrazine. The hydraulic system powered by the CAPU also includes the gimbal actuators which themselves deflect the RS-25 engines. These actuators, like the CAPUs, are directly reused Space Shuttle parts on early-production core stages. The main propulsion system works to reduce the risk of fire in the engine section: while staged for work and servicing, the engine section is purged with clean air; on the launch pad, during flight preparations, the space is filled with nitrogen gas supplied from ground support equipment to mitigate the buildup of hazardous gases like hydrogen or oxygen. Before flight, the core stage also receives all of its supplies through the MPS, with propellants and helium pressurant flowing through quick-disconnect connections of the tail service mast umbilical, interfacing with the vehicle on a plate located on the engine section.[7]

Structural Test Article intertank with thrust beam

#### Thrust structures

The engine section and intertank of the core stage both feature large thrust structures, which transmit thrust forces (the former from the core stage's RS-25 engines, the latter from the twin boosters of an SLS vehicle) through the vehicle. The engine thrust structure also enables the stage's RS-25 engines to be gimballed. Each engine is mounted an attachment point at the base of the thrust structure, while its hydraulic thrust vectoring system is installed on top of that same structure. The engine section thrust structure is bolted together and attached inside the cylindrical engine section barrel.[8] The intertank thrust beam, mounted with the intertank much higher up on the vehicle, is a single beam, which, in conjunction with the thickened and strengthened bolted structure of the intertank itself, allows the thrust of the solid rocket boosters to be transmitted through the stage.[9]

#### Propellant tanks

Plug welding of LH2 tank showing internal structure

The largest structures of the core stage are its propellant tanks, built to carry approximately 987 tonnes of cryogenic propellants, liquid hydrogen and liquid oxygen. The extremely low cryogenic temperatures of these fluids – −182.8 °C (−297.0 °F) for liquid oxygen and −252.8 °C (−423 °F) for liquid hydrogen – causes substantial shrinkage in the propellant tanks.[10] The liquid hydrogen tank shrinks about 15 cm (6 in) in length and 2.5 cm (1 in) in diameter after being filled, while the liquid oxygen tank's size decreases by 3.8 cm (1.5 in) lengthwise and 1.3 cm (0.5 in) across. Therefore, all hardware attached to the propellant tanks must be mounted using bellows that allow them to flexibly adjust to the shifting size of the propellant tanks.[6]

#### Space Shuttle heritage and differences

The design of the core stage was intended to make use of knowledge and experience gained from the Space Shuttle program, similarly to the rest of the Space Launch System. This is reflected in aspects such as the rocket's 8.4 m (27.6 ft) diameter, identical to that of the Space Shuttle's external tank, while feedlines and ducts are designed to make use of existing valve designs and connectors.[6] However, the core stage is also significantly different from the external tank. There is no structure on the external tank comparable to the core stage's main propulsion section, which is analogous to the main propulsion section which occupied the tail of the Shuttle orbiter.[11] The core stage is also made from a different, harder aluminum alloy than that in the definitive version of the external tank, which was lighter but more difficult to work with.[12] Structural construction of the core stage's propellant tanks is also dissimilar to that of the Shuttle external tank, partly through more extensive use of friction-stir welding, while the core stage's stringers are milled out of the workpiece instead of riveted in.[12]

Comparison of core stage and Shuttle External Tank  | SLS core stage (2022–)  | SLWT (1998–2010)[13] | LWT (1982–1999)[13]

|
|
|

Engine section  | Yes  | No
Propellant capacity  | 144 t (317,000 lb) LH2, 840 t (1,860,000 lb) LOX  | 105 t (231,000 lb) LH2, 630 t (1,380,000 lb) LOX
Diameter  | 8.4 m (27.6 ft)
Primary structure material  | Al-Cu 2219 | Al-Li 2195 | Al-Cu 2219
Joining  | Friction stir  | Plasma arc, later friction stir  | Plasma arc
LH2 tank structure  | Machined orthogrid  | T-stiffener
LO2 tank structure  | Machined orthogrid  | Monocoque
Intertank structure  | Integrally machined stiffener  | Riveted external stringers, internal frame

## Manufacturing

The SLS core stage is primarily manufactured by Boeing in the NASA-owned Michoud Assembly Facility in New Orleans, previously the site of Space Shuttle external tank and Saturn V S-IC manufacturing.[14]

A propellant tank barrel section, destined for the CS-1 LH2 tank Forward LOx dome of CS-4, one of four domes in a core stage

A number of tools are used in the primary manufacture of the core stage. These include the Circumferential Dome Weld Tool (CDWT) and Gore Weld Tool (GWD), both used in conjunction with the Enhanced Robotic Weld Tool (ERWT), the Vertical Weld Center (VWC), Segmented Ring Tool (SRT), and Vertical Assembly Center (VAC).[15] These tools are generally designed to enable the friction-stir welding, both self-reacting and conventional, circumferential and linear, of the 2219 aluminium-copper alloy of much of the core stage.[15][12] Additional tools include the floor assembly jig (FAJ)[16] and Intertank Final Assembly Tool (IFAT).[17]

### Main structural elements

CS-3 intertank, structurally complete

The core stage's 2 propellant tanks – the "wet' structures – are each built up from a number of barrels, 2 rings, and 2 domes. A barrel consists of eight vertically, linearly-joined "panels", welded in the VWC. Each dome is manufactured from 12 gore panels, first joined into a gore dome in the GWT, a Y-ring, and an end cap, joined by conventional circumferential friction-stir welds.[18] These elements are assembeld into whole domes in the CDWT.[18] Segmented rings, used to connect domes and barrels and to provide stiffness, are produced using the SRT. These items are then welded together circumferentially in the VAC, starting with a forward dome, then barrels, one by one – 5 for a LH2 tank, 2 for a LOx tank[1] – then the aft dome.[18] With the stiffening rings installed, these elements make up a propellant tank. After initial assembly, tanks undergo testing and remediation. X-ray radiography is used to inspect welds for quality. Any defects in welds are corrected using automated and manual techniques.[18] Substantial technology development was required to enable the self-reacting friction stir welding of the core stage's propellant tanks, as the metal making up their walls was thicker than any previously joined using the technique.[19]

CS-3 engine section undergoing integration

The core stage Intertank is manufactured rather differently to the other elements. A "dry" structure, it is required not only to handle the loads of the core stage itself but also the thrust of the twin Solid Rocket Boosters of the SLS, transmitting these loads. Additionally, as a dry structure, it is not pressurized like the propellant tanks. Accordingly, it features external stiffener ribs and thicker structure,[20] which prohibit the use of welding for assembly; therefore, the intertank is bolted together from eight panels using more than 7500 fasteners.[21] By the time the intertank panels are bolted together, they are pre-painted with protective primer.[22]

A Forward Skirt adapts the core stage to the Launch Vehicle Stage Adapter on SLS Block 1 and the Exploration Upper Stage interstage on SLS Block 2. Considered the least complicated and complex of the "dry" structures, its assembly is more straightforward and takes less time than any of the other main elements of the core stage.[18] The ring panels that make it up its structure, together with adapter ring flanges, are covered in anti-corrosion primer prior to structural assembly.[22]

The Engine Section is the most complex element of the core stage, as well as the Space Launch System as a whole. Procurement of its parts and assembly are the longest-lead items in the manufacture of a core stage,[18] and beginning with CS-3, engine sections are integrated in the Space Station Processing Facility (SSPF) at Kennedy Space Center.[16] Structural assembly of all engine sections takes place in the Michoud Assembly Facility. The structural elements consist of a welded barrel (composed of 8 panels), a mating ring, used to adapt the engine section to the LH2 tank, and a thrust structure, whose structure is bolted. These structures are then aligned in the FAJ, together with certain elements such as brackets for equipment, and bolted together with approximately 2000 fasteners.[16][23] Once primary structural assembly of the engine section is complete, it then enters the "clean" phase of manufacture, during which it is kept in a controlled environment.[16] For engine sections integrated at Michoud Assembly Facility, small enclosures with airlocks were set up surrounding the article, torn down and rebuilt as needed. In contrast, for assembly at the SSPF, the stage is kept in a controlled building with airlock. Here, installation of hardware takes place. Piping for hydraulic and pneumatic systems is joined, as well as ducting for the rocket's cryogenic propellants. Electrical wiring is added and installed to harnesses, and avionics hardware and instrumentation installed. After these line installations are complete, larger subassemblies such as the thrust vector control platforms and helium tanks are lifted into the engine section from above and installed.[16] Additionally, a boattail, the base of the engine section, is installed.[24]

Structurally complete LH2 tank for CS-3

#### Thermal protection system

After propellant tanks are structurally complete, they undergo a finishing process that protects the structure from corrosion and thermal loads. Each tank is covered with anti-corrosion zinc oxide primer, sprayed on using automated machines.[23] The tanks then are given their spray-on foam thermal protection system, which gives the stage its distinctive orange appearance.[25] This insulation itself is made up of isocyanates and a blend of polyols, separate before application, and mixed in a spray head that allows them to release in the form a foam.[25] The tanks are rotated to a horizontal orientation, where the major surfaces are robotically sprayed with insulation material. While receiving the thermal protection system application, the tanks are rotated at about 2 rotations per minute so as to receive even coverage.[22] All core stages had their barrel sections robotically sprayed; beginning with the second core stage, the tank domes are also robotically sprayed.[23] Automated spraying requires specifically controlled temperature and humidity conditions, while manual spraying is more flexible in its environmental requirements.[22] After these mass "acreage" sprays, the tanks are then trimmed of insulation in certain critical areas such as system tunnel base plate attachment points, flight instrumentation mounting points, and brackets for propellant lines.[23] The end result is a layer of foam insulation 3.0 cm (1.2 in) thick on the LH2 tank, with certain areas covered by up to 5.1 cm (2.0 in) of insulation.[25]

Spray-on insulation is also applied to two of the dry elements, the intertank and the forward skirt. This process takes place before they are internally outfitted with hardware.[22] The forward skirt receives its TPS application by being put on a turntable and rotated around a fixed robotic spray head that applies the foam. In contrast, the intertank must undergo a large amount of manual spraying before receiving an automated acreage spray. Its external-stiffener structure creates pockets, which are filled in individually by workers with portable spray tools.[22]

LH2 tank of CS-2 after thermal protection system (TPS) application

The engine section receives a different thermal protection system application from the rest of the stage. With higher predicted heat loads than the other structures, it is covered in sheets of P50 cork, a composite substance of ground cork and phenolic binders. These sheets are attached to the engine section using adhesive glue, then painted over with white Hypalon paint which forms a moisture barrier.[22][26] For the Green Run test sequence, the Artemis I engine section received a unique thermal protection treatment that included a layer of reflective foil tape, designed to reduce the thermal impact of an eight-minute long test firing.[26]

#### Integration and assembly

After each structure has received its TPS application, the major structures begin to be assembled. The first stage of this integration is known as the forward join, in which the forward skirt, LOx tank, and intertank are bolted together by their adapter flanges in Cell D at MAF Building 110. This process takes place with all structures vertically oriented.[27] These elements are not immediately joined to the liquid hydrogen tank, but instead undergo substantial outfitting work before being rotated back to a horizontal configuration.[27] After subsequent preparation of both the LH2 tank and forward join, these two structures are then integrated together, becoming a structure known as the "four-fifths".[28] Work at this stage includes TPS closeouts at the flange sections, which give the stage the appearance of having stripes.[22][29] At this point, work continues to prepare the four-fifths for attachment to the engine section. Tasks include installation of the systems tunnel, a cable routing visible on the exterior of the stage, the LOx feedlines, LH2 manifold, and completion of work inside the intertank, where avionics equipment is housed.[24]

SLS Core Stage integration

* First mating of forward join, LOx tank and intertank, of CS-2

* Completed forward join of CS-2

* CS-2 "four-fifths" just after major mating

* CS-2 with all major structures integrated

* Completed CS-1

#### Revised integration procedure

Procedures for the final major join in the production of a core stage are different for the first two production items compared to subsequent ones. For core stages 1 and 2, the four-fifths were mated horizontally in the Michoud Assembly Facility. By contrast, subsequent stages will see the four-fifths transported to the Kennedy Space Center in Florida, where it will meet the engine section, both elements having been moved to High Bay 2 of the Vehicle Assembly Building. Boeing plans to have each part of the vehicle as complete as possible before integrating them, allowing the core stages to be finished with minimal work in the High Bay. Once completed, the stages are to be stored in the former Space Shuttle External Tank storage and checkout cells, awaiting stacking with the rest of an SLS vehicle.[16][30]

## History

### Origins

The core stage, as with the rest of the Space Launch System, has its roots in the NASA Authorization Act of 2010, which decreed that NASA build a heavy-lift launch vehicle capable of lifting 70 tonnes of cargo to Low Earth orbit by 2017. In response to this requirement, the Marshall Spaceflight Center (MSFC) began a series of studies intended to provide a basis on which NASA HQ would decide upon a suitable launch-vehicle architecture. These studies included an open competition between three teams – one investigating Space Shuttle-derived designs, another investigating large hydrocarbon-fueled booster rockets, and another studying modular vehicles on the basis of the Evolved Expendable Launch Vehicles.[31][32] Ultimately, the favored result of these studies was a Shuttle-derived architecture resembling both the 1990s National Launch System-1 design proposal[33] and the modern-day Space Launch System. However, this concept included a core stage derived from and identical in length to the Space Shuttle External Tank. It also possessed only three RS-25 engines, rather than four.[32] This proposal, however, was turned down by NASA administrator Charles Bolden, who requested a design that could be evolved to one capable of lifting 130 metric tonnes to orbit.[34] By August 2011, External Tank production at MAF, contracted to Lockheed Martin, had ended, with workers laid off and tooling broken up.[35] Simultaneously, Boeing began unsolicited projects, based on tooling it had acquired for the by-then defunct Ares I rocket. Boeing had been selected to manufacture the upper stage of the Ares I, and the 2010 NASA Authorization Act instructed NASA to continue contracts signed for Ares I to the extent possible. In September 2011, a definitive design concept for the SLS core stage was presented. It was to be 8.4 meters in diameter, longer than the Space Shuttle external tank, and powered by four RS-25 engines, a configuration broadly similar to the core stage as built.[36]

The NASA Authorization Act of 2010 directed NASA to, where practicable, reuse Space Shuttle and Constellation program parts and contractors. To fulfill this, the manufacturing contract for the first two SLS core stages was initially awarded in 2012 under a modification (number 96) of the existing Ares stages contract to Boeing. The base contract had seen Boeing responsible for the delivery of the Ares I upper stage; the modification changed the requirement entirely to encompass the requirements for two core stages. This modification was an undefined action that did not specify the extent of the work Boeing was to complete.[37]

#### Design maturation

By December 2012, the SLS core stage passed its Preliminary Design Review, a milestone review.[38] For several years, design maturation of the Space Launch System as a whole and of the core stage continued. In 2013, the decision was made to revert the core stage's structure from the 2195 aluminum-lithium alloy used on the Super Lightweight Tank, the definitive version of the Space Shuttle external tank, and the Ares 1 upper stage, to a harder 2219 alloy.[12] Extensive use of the lightweight 2195 alloy on the Super Lightweight Tank had been reduced over the tank's production run due to difficulties with brittleness and higher cost of maintenance. A NASA trade study concluded that switching to 2219 alloy would reduce the rocket's payload capacity by 3 t (6,600 lb) but reduce its cost by $30 million per flight.[39] Through 2013, the Michoud Assembly Facility began to prepare for production of core stages, receiving much of the tooling for their manufacture.[40]

The defunct black-and-white paint scheme of the core stage before SLS critical design review

In June 2014, the core stage passed its critical design review, the final design milestone before the commencement of production. By then, hardware was already in production for the first flight article.[41] In the same month, NASA negotiated a finalized contract for SLS stages with Boeing, as Modification 127 to the existing Ares stages contract. This contract adjustment accounted for production and delivery, in full, of the first two core stages.[37]

In spring and summer of 2015, the Space Launch System as a whole went through its critical design review. During this period, the core stage began to be depicted unpainted, in the natural orange color of its thermal protection system. Before the critical design review, the stage had been shown as painted white and black in a scheme reminiscent of the Saturn V.[42]

#### Production troubles

Since 2014, Boeing had begun to experience a number of issues in establishing SLS production that caused significant delays to schedule. A number of fuel tubes which had been contaminated before delivery by the supplier resulted in the decision to reinspect all engine section tubing, which caused a delay of several months. The Vertical Assembly Center, a critical tool in the manufacture of the core stage's propellant tanks, was initially improperly installed, such that the tool was not able to properly lift stage components into position.[43] When the defect was discovered in September 2014, it became necessary to completely rebuild the VAC.[37] Later, welding issues encountered throughout 2016 would then cause more issues. During manufacture of the Weld Confidence Articles, which tested the joining technologies used in core stage manufacture, two issues were encountered: small voids were forming in the bonded material, and tiny cracks were forming in the welding "pin", the element of a friction-stir weld tool whose rotation, analogous to a drill bit, provides energy with which to join two surfaces. The latter issue caused pins to frequently break, which would require extraction, having lodged themselves within the aluminum substrate. Boeing teams elected to modify the pin design in order to reduce the frequency of pin breakage. However, when items were welded using the new, redesigned pins, they tended to randomly exhibit sections of low strength, which appeared in approximately one out of fifteen (6.7%) of test panels investigated after the deficiency was discovered. This issue was eventually resolved by reverting to the original pin design.[37][44] Further delays resulted in February 2017 from a tornado strike at Michoud Assembly Facility, which damaged buildings and delayed production of the first core stage.[37][45]

#### First launch campaign

Through these issues, by the beginning of 2020, the first core stage was complete and ready to move to Stennis Space Center for the Green Run test campaign.[46] However, the stage was not to avoid further trouble. Workplace closures in response to the rapid spread of the COVID-19 pandemic cause months more of delays,[47] before the culminating test of the stage, the hot-fire, was prematurely ended due to several test parameters exceeding their designated limits, which were described as overly conservative.[48] A decision was subsequently made to repeat the test.[49] The Green Run campaign ended in May 2021, after a successful hot-fire test, and the first core stage was shipped to Kennedy Space Center and moved into the Vehicle Assembly Building, where it underwent further work ahead of integration as the core of the first SLS.[50]

CS-1 lifted in the VAB for stacking ahead of Artemis I

Main article: Artemis I § Launch preparations

Following a period of repair work on the core stage's thermal protection system to address damage taken during the Green Run campaign, CS-1 was rotated and stacked as the central element of the Artemis I Space Launch System.[51][52] Thereafter, it took part in the testing campaign of that vehicle, encountering issues related to the core stage's tail service mast umbilical connection, but successfully completing the sequence.[53] The first core stage flew a successful mission on November 16, 2022 before breaking up over the Pacific Ocean.[54]

#### Beyond Artemis I

In the 2023-24 time period, the second core stage, intended for its first crewed launch on Artemis II, was integrated in Building 103 at the Michoud Assembly Facility, with its engines fully installed.[55] The core stage was then moved to the Kennedy Space Center by barge on July 16, 2024[56] before beginning integration with the rest of the stack in the Vehicle Assembly Building's High Bay 2 on December 19, 2024.[57]

In December 2022, Boeing made the decision to disperse some core stage production work to several sites, adding the Space Station Processing Facility and Vehicle Assembly Building High Bay 2 to the CS production flow. The company stated that the change was made to increase production capacity for core stages, to reduce cost per unit, and to enable the storage of stages not immediately needed. Projections were made of cost reductions of up to $50 million per stage as a result of the new flow, and Boeing stated that the increased use could enable it to produce two core stages per year.[16] Boeing implemented the change with Artemis III beginning summer 2025.[30]

#### Contract extension and reworking

The procurement of the core stage has been extended to allow for production of more than the originally ordered two stages, and a future contract award is expected to transfer operations of the Space Launch System and with it responsibility for procurement of the core stage away from NASA. In October 2019, NASA funded and authorised the beginning of production work of the third core stage, with a full contract option finalization in December 2022 allowing work to proceed at full scale towards the production of the fourth core stage and clarifying funding for both the third and fourth.[58] In July of that year, NASA also announced its intention to shift operations of the Space Launch System to Deep Space Transport LLC, a joint venture of core stage manufacturer Boeing and boosters supplier Northrop Grumman under the Exploration Production and Operations Contract. Deep Space Transport would be responsible for operating the SLS for NASA, and would also be permitted to market the rocket to other customers. The contract was not open to competition, as alternative bidders would have had to establish new production lines for the rocket's stages, including the core stage, for which an alternate production line was estimated to require up to 10 years to set up.[59]

## List of stages

| Parts of this astronomy (those related to section) need to be updated. Please update this astronomy to reflect recent events or newly available information. (December 2025)

|

Stage  | Engine assignment[60] | Status  | Flight date  | Notes

|
|
|
|

STA  | N/A  | Structural elements only, testing complete.[61] |  | 5 segments were each tested separately, never joined together. Propellant tanks purposely burst as part of testing.[61]
CS-1  | E2045, E2056, E2058, E2060  | Flown on Artemis I.  | November 16, 2022  | Used for 2 "Green Run" test firings at Stennis Space Center.[62]
CS-2  | E2047, E2059, E2062, E2061[†][63] | Completed and undergoing launch preparations at Kennedy Space Center.[64][65][66][67][68] | NET February 2026[69] |
CS-3  | E2048, E2054, E2057, E2052[70] | In manufacturing at Michoud Assembly Facility; engine section at Kennedy Space Center Space Station Processing Facility.[71][30] | NET mid-2027[72] | First core stage with engine section integration planned to take place at Kennedy Space Center.[16] Uses LH2 tank originally intended for CS-1.
CS-4  | E2044, E2050, E2051, E2063[†][70][73] | In manufacturing.[18] | NET September 2028[74] |
CS-5  | E20001, E20002, E20003, E20004[75] | Procurement of long-lead items in 2022.[18] In manufacturing as of January 2026[update].[70][76] | NET September 2029[77] | First core stage to be procured by Deep Space Transport instead of NASA.[78] First core stage to use Production Restart RS-25 engines.[79]
CS-6  | TBA  | [to be determined] |  |

† E2062 and E2063 are new engines assembled from parts left over from the Space Shuttle Program, some already flown.[80]

## References

1. ↑ 1.0 1.1 1.2 1.3 1.4 Harbaugh, Jennifer (February 4, 2020). "Space Launch System Core Stage". http://www.nasa.gov/exploration/systems/sls/fs/core_stage.html.
2. ↑ @NASAGroundSys. "The results are in… *drumroll* 🥁
Core stage weighs a total of 215,910 pounds! When full of propellant, core stage will weigh over 2 million pounds.
Using the Vehicle Assembly Building high bay crane and a secondary crane, Exploration Ground Systems teams lifted the @NASA_SLS core stage for @NASAArtemis II approximately 6 inches from its current mounts. Teams repeated the lift, weighing the core stage twice to ensure an exact weight reading was achieved.". https://twitter.com/NASAGroundSys/status/1841491155885732000. Missing or empty `|date=` (help)
3. ↑ "NASA Artemis I Press Kit". https://www.nasa.gov/specials/artemis-i-press-kit/index.html.
4. ↑ Boen, Brooke (2013-06-06). "NASA Announces Design for New Deep Space Exploration System" (in en). http://www.nasa.gov/exploration/systems/sls/sls1.html.
5. ↑ "NASA Invites Media to Rollout Event for Artemis II Moon Rocket Stage - NASA" (in en-US). https://www.nasa.gov/news-release/nasa-invites-media-to-rollout-event-for-artemis-ii-moon-rocket-stage-2/.
6. ↑ 6.0 6.1 6.2 ﻿NASA's Space Launch System Reference Guide﻿ (Report). August 1, 2022. https://www.nasa.gov/sites/default/files/atoms/files/sls_reference_guide_2022_print_0.pdf. Retrieved August 19, 2023.
7. ↑ Sloss, Philip (June 7, 2019). "SLS Core Stage MPS: more than just a fuel tank" (in en-US). https://www.nasaspaceflight.com/2019/06/sls-core-stage-mps-fuel-tank/.
8. ↑ Sloss, Philip (August 9, 2019). "Boeing assembling structures for NASA's second SLS Core Stage" (in en-US). https://www.nasaspaceflight.com/2019/08/boeing-assembling-second-sls-core-stage/.
9. ↑ Sloss, Philip (August 9, 2019). "Boeing assembling structures for NASA's second SLS Core Stage" (in en-US). https://www.nasaspaceflight.com/2019/08/boeing-assembling-second-sls-core-stage/.
10. ↑ Mohon, Lee (September 2, 2022). "Engineers Chill Space Launch System Rocket Engines Before Launch". http://www.nasa.gov/exploration/systems/sls/engineers-chill-space-launch-system-rocket-engines-before-launch.html.
11. ↑ Sloss, Philip (June 7, 2019). "SLS Core Stage MPS: more than just a fuel tank" (in en-US). https://www.nasaspaceflight.com/2019/06/sls-core-stage-mps-fuel-tank/.
12. ↑ 12.0 12.1 12.2 12.3 "SLS External Tank Reverts to Hard Alloy –". https://www.spacesafetymagazine.com/aerospace-engineering/rocketry/sls-external-tank-reverts-hard-alloy/.
13. ↑ 13.0 13.1 ﻿Space Shuttle Historical Narrative﻿ (Report). October 1, 2012. https://www.nasa.gov/sites/default/files/files/4HO.pdf. Retrieved August 19, 2023.
14. ↑ Harbaugh, Jennifer (July 7, 2021). "NASA's Michoud Assembly Facility". http://www.nasa.gov/centers/marshall/michoud/factsheet.html.
15. ↑ 15.0 15.1 Administrator, NASA Content (April 16, 2015). "Space Launch System: Tooling Up to Build the World's Largest Rocket" (in en). http://www.nasa.gov/centers/marshall/news/news/releases/2013/13-080.html.
16. ↑ 16.0 16.1 16.2 16.3 16.4 16.5 16.6 16.7 Sloss, Philip (December 10, 2022). "Boeing expanding SLS Core Stage production to KSC to build Artemis inventory" (in en-US). https://www.nasaspaceflight.com/2022/12/boeing-expanding-cs-prod/.
17. ↑ Admin, Futuramic (December 9, 2022). "NASA Moves Core Stage 3 Intertank" (in en-US). https://futuramic.com/nasa-moves-core-stage-3-intertank/.
18. ↑ 18.0 18.1 18.2 18.3 18.4 18.5 18.6 18.7 Sloss, Philip (2022-08-01). "SLS Stages in assembly at MAF for future NASA Artemis launches" (in en-US). https://www.nasaspaceflight.com/2022/08/sls-stages-assembly-maf-future-launches/.
19. ↑ Bergin, Chris (2017-05-08). "SLS Core Stage team recovering from consequences of weld pin change" (in en-US). https://www.nasaspaceflight.com/2017/05/sls-core-stage-recovering-weld-pin-change/.
20. ↑ Harbaugh, Jennifer (February 20, 2018). "SLS Intertank". http://www.nasa.gov/exploration/systems/sls/multimedia/sls-intertank.
21. ↑ "SLS Core Stage Production Continues for Rocket's First Flight". http://www.spacedaily.com/reports/SLS_Core_Stage_Production_Continues_for_Rockets_First_Flight_999.html.
22. ↑ 22.0 22.1 22.2 22.3 22.4 22.5 22.6 22.7 Sloss, Philip (December 8, 2017). "Protecting SLS from Fire and Ice – TPS foam application proceeding at MAF" (in en-US). https://www.nasaspaceflight.com/2017/12/protecting-sls-fire-ice-tps-foam-application-proceeding-maf/.
23. ↑ 23.0 23.1 23.2 23.3 Sloss, Philip (July 19, 2021). "Boeing working on multiple Cores, first EUS hardware for Artemis missions 2–4" (in en-US). https://www.nasaspaceflight.com/2021/07/sls-maf-update-july-2021/.
24. ↑ 24.0 24.1 Sloss, Philip (July 25, 2022). "Boeing aiming to deliver second SLS Core Stage to NASA in March" (in en-US). https://www.nasaspaceflight.com/2022/07/boeing-second-sls-core-march/.
25. ↑ 25.0 25.1 25.2 Harbaugh, Jennifer (June 20, 2018). "Foam and Cork Insulation Protects Deep Space Rocket from Fire and Ice". http://www.nasa.gov/exploration/systems/sls/insulation-protects-sls-from-fire-and-ice.
26. ↑ 26.0 26.1 Sloss, Philip (May 20, 2021). "SLS Core Stage thermal protection system refurbishment in work at Kennedy for Artemis 1 – Page 2 of 2" (in en-US). https://www.nasaspaceflight.com/2021/05/tps-repairs-core-stage-work-updatei/.
27. ↑ 27.0 27.1 Sloss, Philip (May 24, 2021). "NASA and Boeing working on optimizing SLS stage production at MAF" (in en-US). https://www.nasaspaceflight.com/2021/05/nasa-boeing-optimizing-sls-stage-production-maf/.
28. ↑ Sloss, Philip (March 12, 2021). "NASA, Boeing approaching first major join of second SLS Core Stage – Page 2 of 2" (in en-US). https://www.nasaspaceflight.com/2021/03/second-sls-core-stage-progress/.
29. ↑ Sloss, Philip (March 12, 2021). "NASA, Boeing approaching first major join of second SLS Core Stage" (in en-US). https://www.nasaspaceflight.com/2021/03/second-sls-core-stage-progress/.
30. ↑ 30.0 30.1 30.2 Rachel Kraft (August 18, 2025). "NASA Begins Processing Artemis III Moon Rocket at Kennedy". https://www.nasa.gov/blogs/missions/2025/08/18/nasa-begins-processing-artemis-iii-moon-rocket-at-kennedy/.
31. ↑ Bergin, Chris (December 11, 2010). "HEFT: Space Launch System HLV design decision likely by April, 2011" (in en-US). https://www.nasaspaceflight.com/2010/12/heft-sls-hlv-design-decision-april-2011/.
32. ↑ 32.0 32.1 Bergin, Chris (April 25, 2011). "SLS planning focuses on dual phase approach opening with SD HLV" (in en-US). https://www.nasaspaceflight.com/2011/04/sls-planning-dual-phase-approach-opening-sd-hlv/.
33. ↑ Lyons, Michael T. (1992), "National launch system and its potential application to the launch of geosynchronous satellites.", AIAA International Communication Satellite Systems Conference and Exhibit, 14th, Washington, D. C., March 22-26, 1992, Technical Papers. Pt. 1 (A92-29751 11-32). (American Institute of Aeronautics and Astronautics): p. 19, http://pdf.aiaa.org/preview/1992/PV1992_1805.pdf, retrieved January 20, 2025
34. ↑ Bergin, Chris (June 6, 2011). "SLS configuration nears decision point – Two-phase approach rejected" (in en-US). https://www.nasaspaceflight.com/2011/06/sls-decision-nasa-two-phase-approach/.
35. ↑ Bergin, Chris (August 27, 2011). "Boeing complete SLS Pathfinder Tank as MAF ET operations end" (in en-US). https://www.nasaspaceflight.com/2011/08/boeing-complete-sls-pathfinder-tank-maf-et-operations-end/.
36. ↑ Bergin, Chris (September 15, 2011). "SLS finally announced by NASA – Forward path taking shape" (in en-US). https://www.nasaspaceflight.com/2011/09/sls-finally-announced-nasa-forward-path/.
37. ↑ 37.0 37.1 37.2 37.3 37.4 ﻿NASA's Management of the Space Launch System Stages Contract﻿ (Report). October 8, 2018. https://oig.nasa.gov/docs/IG-19-001.pdf. Retrieved August 17, 2023.
38. ↑ Cowing, Keith (December 21, 2012). "Space Launch System Core Stage Passes PDR" (in en-US). https://spaceref.com/science-and-exploration/space-launch-system-core-stage-passes-pdr/.
39. ↑ Bergin, Chris (2013-02-18). "SLS takes on new buckling standards, drops Super Light alloy" (in en-US). https://www.nasaspaceflight.com/2013/02/sls-new-buckling-standards-drops-super-light-alloy/.
40. ↑ Bergin, Chris (June 22, 2013). "SLS: MAF receiving extraordinary machinery for the exploration rocket" (in en-US). https://www.nasaspaceflight.com/2013/06/sls-maf-extraordinary-machinery-exploration-rocket/.
41. ↑ "Space Launch System passes Critical Design Review for the core stage" (in en-US). July 3, 2014. https://www.spaceflightinsider.com/organizations/nasa/space-launch-system-passes-critical-design-review-core-stage/.
42. ↑ Northon, Karen (October 22, 2015). "NASA Completes Critical Design Review for Space Launch System". http://www.nasa.gov/press-release/nasa-completes-critical-design-review-for-space-launch-system.
43. ↑ Leone, Dan (2015-03-10). "Boeing Still Tinkering with Giant Welder for SLS Stages" (in en-US). https://spacenews.com/boeing-still-tinkering-with-giant-welder-for-sls-stages/.
44. ↑ Bergin, Chris (May 8, 2017). "SLS Core Stage team recovering from consequences of weld pin change" (in en-US). https://www.nasaspaceflight.com/2017/05/sls-core-stage-recovering-weld-pin-change/.
45. ↑ Mohon, Lee (February 13, 2017). "February 13, 2017: NASA Status Update on Tornado Recovery at MAF". http://www.nasa.gov/centers/marshall/michoud/status-update-on-tornado-recovery-at-maf-feb-13.html.
46. ↑ Sloss, Philip (January 25, 2020). "SLS Core Stage in Stennis B-2 Stand to start Green Run campaign" (in en-US). https://www.nasaspaceflight.com/2020/01/sls-core-stage-stennis-b-2-stand-green-run-campaign/.
47. ↑ Bergin, Chris (May 15, 2020). "Stennis returning as battle to protect SLS maiden launch in 2021 restarts" (in en-US). https://www.nasaspaceflight.com/2020/05/stennis-battle-protect-sls-maiden-launch-2021/.
48. ↑ Sloss, Philip (January 30, 2021). "NASA decides to redo SLS Green Run Static Fire" (in en-US). https://www.nasaspaceflight.com/2021/01/nasa-redo-sls-green-run-static-fire/.
49. ↑ "Hot fire test of NASA's SLS Rocket ends prematurely, placing 2021 launch date into question" (in en-US). January 17, 2021. https://www.spaceflightinsider.com/organizations/nasa/hot-fire-test-of-nasas-sls-rocket-ends-prematurely-placing-2021-launch-date-into-question/.
50. ↑ Sempsrott, Danielle (April 28, 2021). "Barging In: Artemis I Core Stage Arrives at Kennedy". http://www.nasa.gov/feature/barging-in-artemis-i-core-stage-arrives-at-kennedy.
51. ↑ Sloss, Philip (June 11, 2021). "EGS starts Artemis 1 SLS Core Stage lift" (in en-US). https://www.nasaspaceflight.com/2021/06/artemis-1-sls-core-stage-lift/.
52. ↑ "NASA completes stacking SLS rocket for first Artemis moon mission". http://www.collectspace.com/news/news-102221a-nasa-artemis-1-sls-stacked.html.
53. ↑ Beil, Adrian (July 2, 2022). "SLS rolled back to VAB for final launch preparations" (in en-US). https://www.nasaspaceflight.com/2022/07/sls-rolled-back-final-launch-preps/.
54. ↑ "NASA's Artemis 1 Space Launch System Moon rocket finally flies!" (in en-US). November 16, 2022. https://www.spaceflightinsider.com/missions/artemis-program/nasas-artemis-1-space-launch-system-moon-rocket-finally-flies/.
55. ↑ Clark, Stephen (September 29, 2023). "Rocket Report: Iran launches satellite; Artemis II boosters get train ride". https://arstechnica.com/space/2023/09/rocket-report-iran-launches-satellite-artemis-ii-boosters-get-train-ride/.
56. ↑ "Artemis II Core Stage on the Move". July 16, 2024. https://www.nasa.gov/image-article/artemis-ii-core-stage-on-the-move/.
57. ↑ "Artemis II Core Stage Vertical Integration Begins at NASA Kennedy". December 19, 2024. https://www.nasa.gov/humans-in-space/artemis-ii-core-stage-vertical-integration-begins-at-nasa-kennedy/.
58. ↑ Bardan, Roxana (December 9, 2022). "NASA Commits to Future Artemis Moon Rocket Production". http://www.nasa.gov/press-release/nasa-commits-to-future-artemis-moon-rocket-production.
59. ↑ Foust, Jeff (July 27, 2022). "NASA prepares to award SLS launch services contract to Boeing-Northrop joint venture" (in en-US). https://spacenews.com/nasa-prepares-to-award-sls-launch-services-contract-to-boeing-northrop-joint-venture/.
60. ↑ "RS-25 engine assignments" (in en). https://www.planetary.org/space-images/rs-25-engine-assignments.
61. ↑ 61.0 61.1 Harbaugh, Jennifer (June 25, 2020). "NASA Completes Artemis Space Launch System Structural Testing Campaign". http://www.nasa.gov/exploration/systems/sls/nasa-completes-artemis-sls-structural-testing-campaign.html.
62. ↑ Brown, David W.; Chang, Kenneth (March 18, 2021). "8 Minutes of Fire: NASA's 2nd Test of Giant New Moon Rocket Is a Success (Published 2021)" (in en). The New York Times. https://www.nytimes.com/2021/03/18/science/sls-engine-test-nasa.html.
63. ↑ Clark, Stephen (April 30, 2025). "NASA just swapped a 10-year-old Artemis II engine with one nearly twice its age". https://arstechnica.com/space/2025/04/nasa-just-swapped-a-10-year-old-artemis-ii-engine-with-one-nearly-twice-its-age/.
64. ↑ "Boeing: Boeing – Boeing's core stage for 2nd Artemis mission nears completion". https://www.boeing.com/features/2023/03/boeings-core-stage-for-2nd-artemis-mission-nears-completion.page.
65. ↑ "All Engines Added to NASA's Artemis II Moon Rocket Core Stage – Artemis" (in en-US). 2023-09-25. https://blogs.nasa.gov/artemis/2023/09/25/all-engines-added-to-nasas-artemis-ii-moon-rocket-core-stage/.
66. ↑ "NASA Invites Media to Rollout Event for Artemis II Moon Rocket Stage - NASA" (in en-US). https://www.nasa.gov/news-release/nasa-invites-media-to-rollout-event-for-artemis-ii-moon-rocket-stage-2/.
67. ↑ "Artemis II SLS Core Stage Heading to NASA's Kennedy Space Center". 2024-07-16. https://www.asdnews.com/news/aerospace/2024/07/16/artemis-ii-sls-core-stage-heading-nasas-kennedy-space-center.
68. ↑ NASA's Exploration Ground Systems (2024-07-23). "The core stage of @NASAArtemis II is now in the hands of Exploration Ground Systems (EGS)! The @NASA_SLS stages manager Steve Wofford “passed the baton” to the EGS senior vehicle operations manager Cliff Lanham. The passing of this baton symbolizes the handing over of the core stage from one program to the other.". https://x.com/NASAGroundSys/status/1815850691346460944.
69. ↑ "NASA Progresses Toward Artemis II Moon Mission". November 20, 2025. https://www.nasa.gov/missions/artemis/artemis-2/nasa-progresses-toward-artemis-ii-moon-mission/.
70. ↑ 70.0 70.1 70.2 Sloss, Philip (November 18, 2025). "L3Harris testing brand new RS-25 engines for future Artemis launches". https://www.nasaspaceflight.com/2025/11/l3harris-brand-new-rs-25-engines-artemis/.
71. ↑ Admin, Futuramic (December 18, 2022). "Artemis III Core Stage Segment Move to Work Stand" (in en-US). https://futuramic.com/artemis-iii-core-stage-segment-move-to-work-stand/.
72. ↑ Tuttle, Madison (2024-12-05). "Artemis III Homepage". https://www.nasa.gov/mission/artemis-iii/.
73. ↑ Stennis Communications team (January 23, 2026). "NASA Conducts Hot Fire of RS-25 Engine". https://www.nasa.gov/image-article/hot-fire-of-rs25-engine/.
74. ↑ "NASA concerned SpaceX's Starship schedule could delay moon landing – Spaceflight Now" (in en-US). https://spaceflightnow.com/2023/06/07/nasa-concerned-spacexs-starship-schedule-could-delay-first-artemis-moon-landing/.
75. ↑ Aerojet Rocketdyne communications staff (November 12, 2025). "L3Harris Successfully Tests Second RS-25 Engine for Artemis V". https://www.l3harris.com/newsroom/press-release/2025/11/l3harris-successfully-tests-second-rs-25-engine-artemis-v.
76. ↑ Admin, Futuramic (February 10, 2025). "Artemis V Engine Section Barrel Weld Completed". https://futuramic.com/artemis-v-engine-section-barrel-weld-completed/.
77. ↑ "NASA announced Artemis 2 moon astronauts Monday" (in en-US). April 4, 2023. https://earthsky.org/spaceflight/the-artemis-program-nasas-mission-return-to-the-moon/.
78. ↑ Foust, Jeff (July 27, 2022). "NASA prepares to award SLS launch services contract to Boeing-Northrop joint venture" (in en-US). https://spacenews.com/nasa-prepares-to-award-sls-launch-services-contract-to-boeing-northrop-joint-venture/.
79. ↑ Ridgeway, Beth (March 28, 2023). "NASA Rocket Engines Re-engineered for Next Era of Exploration". http://www.nasa.gov/exploration/systems/sls/nasa-rocket-engines-re-engineered-production-restarted-for-next-era-of-exploration.html.
80. ↑ Mohon, Lee (September 27, 2022). "Artemis II Rocket Engines Arrive at NASA's Michoud Assembly Facility". http://www.nasa.gov/exploration/systems/sls/artemis-ii-rocket-engines-arrive-at-nasa-s-michoud-assembly-facility.html.

0.00

(0 votes)

Original source: https://en.wikipedia.org/wiki/Space Launch System core stage. Read more

|

Retrieved from "https://handwiki.org/wiki/index.php?title=Astronomy:Space_Launch_System_core_stage&oldid=4209637"