Assembly of the International Space Station

Short description: Process of assembling the International Space Station

Animation of the assembly of the International Space Station

The process of assembling the International Space Station (ISS) has been under way since the 1990s. Zarya, the first ISS module, was launched by a Proton rocket on 20 November 1998. The STS-88 Space Shuttle mission followed two weeks after Zarya was launched, bringing Unity, the first of three node modules, and connecting it to Zarya. This bare 2-module core of the ISS remained uncrewed for the next one and a half years, until in July 2000 the Russian module Zvezda was launched by a Proton rocket, allowing a maximum crew of three astronauts or cosmonauts to be on the ISS permanently.

The ISS has a pressurized volume of approximately 1,000 cubic metres (35,000 cu ft), a mass of approximately 410,000 kilograms (900,000 lb), approximately 100 kilowatts of power output, a truss 108.4 metres (356 ft) long, modules 74 metres (243 ft) long, and a crew of seven.[1] Building the complete station required more than 40 assembly flights. As of 2020, 36 Space Shuttle flights delivered ISS elements. Other assembly flights consisted of modules lifted by the Falcon 9, Russian Proton rocket or, in the case of Pirs and Poisk, the Soyuz-U rocket.

Some of the larger modules include:

* Zarya (launched 20 November 1998)
* Unity Module (launched 4 December 1998, also known as Node 1)
* Zvezda (launched 12 July 2000)
* Destiny Laboratory Module (launched 7 February 2001)
* Harmony Module (launched 23 October 2007, also known as Node 2)
* Columbus orbital facility (launched 7 February 2008)
* Japanese Experiment Module, also known as Kibō (launched in multiple flights between 2008 and 2009)
* The truss, original and iROSA solar panels (unpressurized, truss and original panels launched in multiple flights between 2000 and 2009, iROSAs launched between 2021 and 2025)
* Nauka (MLM-U) (launched 21 July 2021)

## Contents

* 1 Logistics
* 2 Columbia disaster and changes in construction plans
* 2.1 Disaster and consequences
* 2.2 Changes in construction plans
* 3 Assembly sequence
* 4 Future elements
* 5 Cancelled modules
* 6 Unused modules
* 7 Cost
* 8 See also
* 9 References
* 10 External links

## Logistics

International Space Station mockup at Johnson Space Center in Houston, Texas.

The space station is located in orbit around the Earth at an altitude of approximately 410 km (250 mi), a type of orbit usually termed low Earth orbit (the actual height varies over time by several kilometers due to atmospheric drag and reboosts). It orbits Earth in a period of about 90 minutes; by August 2007 it had completed more than 50,000 orbits since launch of Zarya on 20 November 1998.

A total of 14 main pressurized modules were scheduled to be part of the ISS by its completion date in 2010.[2] A number of smaller pressurized sections will be adjunct to them (Soyuz spacecraft (permanently 2 as lifeboats – 6 months rotations), Progress transporters (2 or more), the Quest and Pirs airlocks, as well as periodically the H-II Transfer Vehicle).

The US Orbital Segment was completed in 2011 after the installation of the Alpha Magnetic Spectrometer during the STS-134 mission. The Russian Orbital Segment assembly has been on an indefinite hiatus since the installation of the Rassvet module in 2010 during the STS-132 mission. The Rassvet module on the ISS right now was originally supposed to be the on-ground dynamic testing mock-up of the now-cancelled Science Power Platform. The Nauka science laboratory module contains new crew quarters, life support equipment that can produce oxygen and water, and a new galley. The Nauka was originally supposed to be delivered to the ISS in 2007 but cost overruns and quality control problems delayed it for over a decade. The Nauka module finally launched in July 2021 and docked to the nadir port of Zvezda module after several days of free flight [3] followed by the Prichal which launched on 24 November 2021.

There are plans to add 2 or 3 more modules that would attach to Prichal during the mid-2020s. Adding more Russian modules will help the Zvezda module greatly because Zvezda's originally installed central command computers no longer work (three ThinkPad laptops are now the Zvezda's central command computers) and its Elektron oxygen generators are not replaceable and failed again for a short time in 2020 after multiple malfunctions throughout their history.[4] In Russian modules all the hardware is launched with the equipment permanently installed. It is impossible to replace hardware like in the US Orbital Segment with its very wide 51 inch (105 cm) hatch openings between modules. This potential problem with the Zvezda was made apparent when in October 2020 the toilet, oven, and Elektron all malfunctioned at the same time and the cosmonauts onboard had to make emergency repairs.[5]

The ISS, when completed, will consist of a set of communicating pressurized modules connected to a truss, on which four large pairs of photovoltaic modules (solar panels) are attached. The pressurized modules and the truss are perpendicular: the truss spanning from starboard to port and the habitable zone extending on the aft-forward axis. Although during the construction the station attitude may vary, when all four photovoltaic modules are in their definitive position the aft-forward axis will be parallel to the velocity vector.[6]

In addition to the assembly and utilization flights, approximately 30 Progress spacecraft flights are required to provide logistics until 2010. Experimental equipment, fuel and consumables are and will be delivered by all vehicles visiting the ISS: the SpaceX Dragon, the Russian Progress, the European ATV and the Japanese HTV, and space station downmass will be carried back to Earth facilities on the Dragon.[7]

## Columbia disaster and changes in construction plans

Columbia lifting off on its final mission.

### Disaster and consequences

10 March 2001 – The Leonardo Multi-Purpose Logistics Module rests in Space Shuttle Discovery's payload bay during STS-102.

After the Space Shuttle Columbia disaster on 1 February 2003, there was some uncertainty over the future of the ISS. The subsequent two and a half-year suspension of the U.S. Space Shuttle program, followed by problems with resuming flight operations in 2005, were major obstacles.[citation needed]

The Space Shuttle program resumed flight on 26 July 2005, with the STS-114 mission of Discovery. This mission to the ISS was intended both to test new safety measures implemented since the Columbia disaster and deliver supplies to the station. Although the mission succeeded safely, it was not without risk; foam was shed by the external tank, leading NASA to announce future missions would be grounded until this issue was resolved.[citation needed]

Between the Columbia disaster and the resumption of Shuttle launches, crew exchanges were carried out solely using the Russian Soyuz spacecraft. Starting with Expedition 7, two-astronaut caretaker crews were launched in contrast to the previously launched crews of three. Because the ISS had not been visited by a shuttle for an extended period, a larger than planned amount of waste accumulated, temporarily hindering station operations in 2004. However Progress transports and the STS-114 shuttle flight took care of this problem.[citation needed]

### Changes in construction plans

Construction of the International Space Station over New Zealand.

Many changes were made to the originally planned ISS, even before the Columbia disaster. Modules and other structures were cancelled or replaced, and the number of Shuttle flights to the ISS was reduced from previously planned numbers. However, more than 80% of the hardware intended to be part of the ISS in the late 1990s was orbited and is now part of the ISS's configuration.[citation needed]

During the shuttle stand-down, construction of the ISS was halted and the science conducted aboard was limited due to the crew size of two, adding to earlier delays due to Shuttle problems and the Russian space agency's budget constraints.[citation needed]

In March 2006, a meeting of the heads of the five participating space agencies accepted the new ISS construction schedule that planned to complete the ISS by 2010.[8]

As of May 2009, a crew of six has been established following 12 Shuttle construction flights after the second "Return to Flight" mission STS-121. Requirements for stepping up the crew size included enhanced environmental support on the ISS, a second Soyuz permanently docked on the station to function as a second 'lifeboat', more frequent Progress flights to provide double the amount of consumables, more fuel for orbit raising maneuvers, and a sufficient supply line of experimental equipment.[citation needed] As of November 2020, the crew capacity has increased to seven due to the launch of Crew Dragon by SpaceX, which can carry 4 astronauts to the ISS.

Later additions included the Bigelow Expandable Activity Module (BEAM) in 2016, and numerous Russian components are planned as part of the in-orbit construction of OPSEK.[citation needed]

## Assembly sequence

Error creating thumbnail: Unable to save thumbnail to destinationISS elements Structure of the International Space Station in mid-June 2023, after the installation of six iROSAs

The ISS is made up of 16 pressurized modules: six Russian modules (Zarya, Zvezda, Poisk, Rassvet, Nauka, and Prichal), eight US modules (BEAM,[9] Leonardo, Harmony, Quest, Tranquility, Unity, Cupola, and Destiny), one Japanese module (Kibō) and one European module (Columbus).

At least one Russian pressurized module (Pirs) is deorbited till now.[10]

Although not permanently docked with the ISS, Multi-Purpose Logistics Modules (MPLMs) formed part of the ISS during some Shuttle missions. An MPLM was attached to Harmony (initially to Unity) and was used for resupply and logistics flights.[citation needed]

Spacecraft attached to the ISS also extend the pressurized volume. At least one Soyuz spacecraft is always docked as a 'lifeboat' and is replaced every six months by a new Soyuz as part of crew rotation. Table below shows the sequence in which these components were added to the ISS.[11] Decommissioned and deorbited Modules are shown in gray.

Element  | Assembly
flight  | Launch
date  | Launch
vehicle  | Length  | Diameter  | Mass  | Isolated View  | Station View

|
|
|
|
|
|
|
|

Zarya (FGB)  | 1A/R  | 1998-11-20  | Proton-K | 12.56 m (41.2 ft)  | 4.1 m (13 ft)  | 24,968 kg (55,045 lb)  |  |
Unity (Node 1)  | 2A  | 1998-12-04  | Space Shuttle Endeavour (STS-88)  | 5.5 m (18 ft)  | 4.3 m (14 ft)  | 11,895 kg (26,224 lb)  |  |
PMA-1  | 1.86 m (6 ft 1 in)  | 1.9 m (6 ft 3 in)  | 1,589 kg (3,503 lb)  |
PMA-2  | 1.86 m (6 ft 1 in)  | 1.9 m (6 ft 3 in)  | 1,376 kg (3,034 lb)  |
Zvezda (Service Module)  | 1R  | 2000-07-12  | Proton-K | 13.1 m (43 ft)  | 4.2 m (14 ft)  | 24,604 kg (54,243 lb)  |  |
Z1 Truss | 3A  | 2000-10-11  | Space Shuttle Discovery (STS-92)  | 4.6 m (15 ft)  | 4.2 m (14 ft)  | 8,755 kg (19,301 lb)  |  |
PMA-3  | 1.86 m (6 ft 1 in)  | 1.9 m (6 ft 3 in)  | 1,183 kg (2,608 lb)  |
P6 Truss & Solar Arrays | 4A  | 2000-11-30  | Space Shuttle Endeavour (STS-97)  | 18.3 m (60 ft)  | 10.7 m (35 ft) deployed  | 15,824 kg (34,886 lb)  |  |
Destiny (US Laboratory)  | 5A  | 2001-02-07  | Space Shuttle Atlantis (STS-98)  | 9.2 m (30 ft)  | 4.3 m (14 ft)  | 14,515 kg (32,000 lb)  |  |
ESP-1  | 5A.1  | 2001-03-08  | Space Shuttle Discovery (STS-102)  |  |  |  |  | Error creating thumbnail: Unable to save thumbnail to destination
Canadarm2 (SSRMS)  | 6A  | 2001-04-19  | Space Shuttle Endeavour (STS-100)  |  |  |  |  |
Quest (Joint Airlock)  | 7A  | 2001-07-12  | Space Shuttle Atlantis (STS-104)  | 5.5 m (18 ft)  | 4.0 m (13.1 ft)  | 9,923 kg (21,876 lb)  |  |
Pirs (Docking Compartment)  | 4R  | 2001-09-14  | Soyuz-U (Progress M-SO1)  | 4.9 m (16 ft)  | 2.55 m (8.4 ft)  | 3,838 kg (8,461 lb)  |  |
S0 Truss[12] | 8A  | 2002-04-08  | Space Shuttle Atlantis (STS-110)  | 13.4 m (44 ft)  | 4.6 m (15 ft)  | 13,971 kg (30,801 lb)  |  |
Mobile Base System  | UF2  | 2002-06-05  | Space Shuttle Endeavour (STS-111)  |  |  |  |  |
S1 Truss | 9A  | 2002-10-07  | Space Shuttle Atlantis (STS-112)  | 13.7 m (45 ft)  | 4.6 m (15 ft)  | 14,124 kg (31,138 lb)  |  |
P1 Truss | 11A  | 2002-11-23  | Space Shuttle Endeavour (STS-113)  | 13.7 m (45 ft)  | 4.6 m (15 ft)  | 14,003 kg (30,871 lb)  |  |
ESP-2  | LF1  | 2005-07-26  | Space Shuttle Discovery (STS-114)  |  |  |  |  |
P3/P4 Truss & Solar Arrays[13] | 12A  | 2006-09-09  | Space Shuttle Atlantis (STS-115)  | 13.7 m (45 ft)  | 4.6 m (15 ft)  | 15,824 kg (34,886 lb)  |  |
P5 Truss[14] | 12A.1  | 2006-12-09  | Space Shuttle Discovery (STS-116)  | 3.37 m (11.1 ft)  | 4.55 m (14.9 ft)  | 1,864 kg (4,109 lb)  |  |
S3/S4 Truss & Solar Arrays | 13A  | 2007-06-08  | Space Shuttle Atlantis (STS-117)  | 13.7 m (45 ft)  | 10.7 m (35 ft)  | 15,824 kg (34,886 lb)  |  |
S5 Truss | 13A.1  | 2007-08-08  | Space Shuttle Endeavour (STS-118)  | 3.37 m (11.1 ft)  | 4.55 m (14.9 ft)  | 1,864 kg (4,109 lb)  |  |
ESP-3  |  |  |  |
Harmony (Node 2)  | 10A  | 2007-10-23  | Space Shuttle Discovery (STS-120)  | 7.2 m

(24 ft)

| 4.4 m

(14 ft)

| 14,300 kg (31,500 lb)  |  |
Relocation of
P6 Truss | 18.3 m (60 ft)  | 10.7 m (35 ft) deployed  | 15,824 kg (34,886 lb)  |
Columbus (European Laboratory)[15] | 1E  | 2008-02-07  | Space Shuttle Atlantis (STS-122)  | 7 m

(23 ft)

| 4.5 m

(15 ft)

| 12,800 kg (28,219 lb)  |  |
Dextre (SPDM)  | 1J/A  | 2008-03-11  | Space Shuttle Endeavour (STS-123)  |  |  |  |  |
Experiment Logistics Module (ELM)  | 4.21 m (13.8 ft)  | 4.39 m (14.4 ft)  | 8,386 kg (18,488 lb)  |
JEM Pressurized Module (JEM-PM)[16][17] | 1J  | 2008-05-31  | Space Shuttle Discovery (STS-124)  | 11.19 m (36.7 ft)  | 4.39 m (14.4 ft)  | 15,900 kg (35,100 lb)  |  |
JEM Remote Manipulator System (JEMRMS)  |  |  |
S6 Truss & Solar Arrays | 15A  | 2009-03-15  | Space Shuttle Discovery (STS-119)  | 18.3 m (60 ft)  | 10.7 m (35 ft) deployed  | 15,824 kg (34,886 lb)  |  | Error creating thumbnail: Unable to save thumbnail to destination
Kibo Exposed Facility (JEM-EF)  | 2J/A  | 2009-07-15  | Space Shuttle Endeavour (STS-127)  |  |  |  |  |
Poisk (MRM-2)[18][19] | 5R  | 2009-11-10  | Soyuz-U (Progress M-MIM2)  | 4.049 m (13.28 ft)  | 2.55 m (8 ft 4 in)  | 3,670 kg (8,090 lb)  |  |
ELC-1  | ULF3  | 2009-11-16  | Space Shuttle Atlantis (STS-129)  |  |  | 6,280 kg (13,850 lb)  |  |
ELC-2  |  |  | 6,100 kg (13,400 lb)  |
Tranquility (Node 3)  | 20A  | 2010-02-08  | Space Shuttle Endeavour (STS-130)  | 6.706 m (22.00 ft)  | 4.48 m (14.7 ft)  | 19,000 kg (42,000 lb)  |  |
Cupola | 1.5 m (4 ft 11 in)  | 2.95 m (9 ft 8 in)  | 1,880 kg (4,140 lb)  |
Rassvet (MRM-1)[20] | ULF4  | 2010-05-14  | Space Shuttle Atlantis (STS-132)  | 6 m (20 ft)  | 2.35 m (7 ft 9 in)  | 8,015 kg (17,670 lb)  |  |
Nauka Science Airlock  |  |  |
Nauka RTOd Radiator  |  |  |
ERA portable workpost  |  |  |
Leonardo (PMM)  | ULF5  | 2011-02-24  | Space Shuttle Discovery (STS-133)  | 6.6 m

(22 ft)

| 4.57 m (15.0 ft)  | 4,082 kg (8,999 lb)  |  |
ELC-4  |  |  | 3,735 kg (8,234 lb)  |
AMS-02 | ULF6  | 2011-05-16  | Space Shuttle Endeavour (STS-134)  |  |  | 7,500 kg (16,500 lb)  | Error creating thumbnail: Unable to save thumbnail to destination |
OBSS |  |  |  |
ELC-3  |  |  | 6,361 kg (14,024 lb)  |
HRSGF  | CRS SpX-2  | 2013-03-13  | Falcon 9 (SpaceX CRS-2)  |  |  |  |  |
BEAM[21] | CRS SpX-8  | 2016-04-08  | Falcon 9 (SpaceX CRS-8)  | 4.01 m (13.2 ft)  | 3.23 m (10.6 ft)  | 1,413 kg (3,115 lb)  |  |
IDA-2[22][23] | CRS SpX-9  | 2016-07-18  | Falcon 9 (SpaceX CRS-9)  |  |  |  |
IDA-3[24] | CRS SpX-18  | 2019-07-25  | Falcon 9 (SpaceX CRS-18)  |  |  |  |
Bartolomeo[25] | CRS SpX-20  | 2020-03-06  | Falcon 9 (SpaceX CRS-20).  |  |  |  |  |
Nanoracks Bishop Airlock | CRS SpX-21  | 2020-12-06  | Falcon 9 (SpaceX CRS-21)  | 1.80 m (5 ft 11 in)  | 2.014 m (6 ft 7.3 in)  | 1,059 kg (2,335 lb)  |  |
iROSA 1 and 2  | CRS SpX-22  | 2021-06-03  | Falcon 9 (SpaceX CRS-22)  |  |  | 325 kg (717 lb)  |  |
Nauka (MLM-U)[26] | 3R  | 2021-07-21  | Proton-M | 13 m (43 ft)  | 4.25 m (13.9 ft)  | 20,300 kg (44,800 lb)  |  |
European Robotic Arm | 11.3 m (37 ft)  |  | 630 kg (1,390 lb)
Nauka SSPA-GM temporary docking adapter  |  |  |
MLM Means of Attachment of Large payloads
(LCCS Part) | 79P  | 2021-10-28  | Soyuz 2.1a (Progress MS-18)  |  |  |  |  |
Prichal | 6R  | 2021-11-24  | Soyuz 2.1b (Progress M-UM)  | 4.91 m (16.1 ft)  | 3.3 m (11 ft)  | 3,890 kg (8,580 lb)  |  |
MLM Means of Attachment of Large payloads
(SCCS Part) | 82P  | 2022-10-26  | Soyuz 2.1a (Progress MS-21)  |  |  |  |  |
iROSA 3 and 4  | CRS SpX-26  | 2022-11-26  | Falcon 9 (SpaceX CRS-26)  |  |  | 325 kg (717 lb)  |  |
iROSA 5 and 6  | CRS SpX-28  | 2023-06-05  | Falcon 9 (SpaceX CRS-28)  |  |  | 325 kg (717 lb)  |  |

## Future elements

* In January 2021, NASA announced plans to upgrade the station's solar arrays by installing new arrays on top of all the station's eight existing arrays.[27] Six were delivered in three pairs, each pair aboard SpaceX CRS-22 in June 2021, SpaceX CRS-26 in November 2022 and SpaceX CRS-28 in June 2023.[28] Two more will be delivered in one pair aboard a future mission in 2025.[29]
* Axiom Space plans on launching several modules to connect where PMA-2 is currently at as part of the commercial Axiom Station project. At the end of the ISS's life, Axiom Station could be detached from the ISS and continue in orbit as a commercial low orbit platform.[30]

## Cancelled modules

Diagram of the planned ISS circa 1999

* Interim Control Module – not needed once Zvezda was launched
* ISS Propulsion Module – not needed once Zvezda was launched
* Habitation Module (HAB) – With the cancellation of the Habitation Module, sleeping places are now spread throughout the station. There are two in the Russian segment and four in the US segment. It is not necessary to have a separate 'bunk' in space — many visitors just strap their sleeping bag to the wall of a module, get into it and sleep.
* Crew Return Vehicle (CRV) – replaced by crewed spacecraft docked to the station at all times (Soyuz, SpaceX Dragon 2)
* Centrifuge Accommodations Module (CAM) – would have been attached to Harmony (Node 2)
* Nautilus-X Centrifuge Demonstration – If produced, this centrifuge would have been the first in-space demonstration of sufficient scale centrifuge for artificial partial-g effects. It was designed to become a sleep module for the ISS crew.[31]
* Science Power Platform (SPP) – power will be provided to the Russian segments partly by the US solar cell platforms
* Russian Research Modules (RM1 and RM2) – replaced by single Multipurpose Laboratory Module (Nauka)
* Universal Docking Module (UDM) – cancelled along with the Research Modules which were to connect to it
* Science Power Module (NEM) – cancelled in April 2021 and used as the core module of the proposed Russian Orbital Service Station (ROSS).[32][33]

## Unused modules

The following module was built, but has not been used in future plans for the ISS as of January 2021.

* American Node 4 – Also known as the Docking Hub System (DHS),[34] would allow the station to have more docking ports for visiting vehicles and would allow inflatable habitats and technology demonstrations to be tested as part of the station.[35]

## Cost

The ISS is credited as the most expensive item ever built, costing around $150 billion (USD),[36] making it more expensive than Skylab (costing US$2.2 billion) [37] and Mir (US$4.2 billion).[38]

## See also

* List of human spaceflights to the International Space Station
* Uncrewed spaceflights to the International Space Station
* Manufacturing of the International Space Station

## References

1. ↑ "4 Astronauts Aboard SpaceX Crew Dragon Successfully Dock With Space Station". November 17, 2020. https://www.npr.org/2020/11/17/935635454/4-astronauts-aboard-spacex-crew-dragon-successfully-dock-with-space-station. Retrieved August 16, 2021.
2. ↑ "Consolidated Launch Manifest". NASA. http://www.nasa.gov/mission_pages/station/structure/iss_manifest.html.
3. ↑ "Новости. Подготовка "Науки" — идет четвёртый стартовый день". https://www.roscosmos.ru/31925/.
4. ↑ "Oxygen supply system deactivated in Russian ISS section due to malfunction". https://tass.com/science/1214871.
5. ↑ Retrieved 15 December 2020
6. ↑ "What are the ISS attitudes?" (Flash). NASA. http://spaceflight.nasa.gov/station/flash/iss_attitude.html.
7. ↑ Black, Charles (24 December 2012). "When Dragon made commercial spaceflight a reality". SEN. http://www.sen.com/news/when-dragon-made-private-space-real.html. Retrieved 2012-12-26. "[Dragon's] ability to return goods is currently unique because all the other regular supply ships – Europe's Automated Transfer Vehicle (ATV), Japan's HTV (or "Kounotori") and Russia's Progress – all burn up during controlled re-entry.".
8. ↑ Coppinger, Rob (3 March 2006). "NASA commits to Shuttle missions to International Space Station". FlightGlobal. http://www.flightglobal.com/articles/2006/03/03/205237/nasa-commits-to-shuttle-missions-to-international-space.html.
9. ↑ Retrieved 27 November 2017.
10. ↑ Gebhardt, Chris (25 July 2021). "Farewell, Pirs; ISS module decommissioned, destructively reentered". NASASpaceFlight.com. https://www.nasaspaceflight.com/2021/07/farewell-pirs/.
11. ↑ "Reference Guide to the International Space Station". September 2015. https://www.nasa.gov/sites/default/files/atoms/files/np-2015-05-022-jsc-iss-guide-2015-update-111015-508c.pdf.
12. ↑ "Space Station Assembly: Integrated Truss Structure". NASA. http://www.nasa.gov/mission_pages/station/structure/elements/its.html.
13. ↑ "P3 and P4 to expand station capabilities, providing a third and fourth solar array". Boeing. July 2006. http://www.boeing.com/defense-space/space/spacestation/components/docs/P3-P4.pdf.
14. ↑ "STS-118 MISSION OVERVIEW: BUILD THE STATION…BUILD THE FUTURE". NASA PAO. July 2007. http://www.nasa.gov/pdf/182728main_STS-118_Press_Kit.pdf.
15. ↑ "Columbus laboratory". ESA. 10 January 2009. http://www.esa.int/esaHS/ESAAYI0VMOC_iss_0.html.
16. ↑ "About Kibo". JAXA. 25 September 2008. http://kibo.jaxa.jp/en/about/.
17. ↑ "Kibo Japanese Experiment Module". NASA. 23 November 2007. http://www.nasa.gov/mission_pages/station/structure/elements/jem.html.
18. ↑ Zak, Anatoly. "Docking Compartment-1 and 2". RussianSpaceWeb.com. http://www.russianspaceweb.com/iss_dc.html.
19. ↑ Bergin, Chris (9 November 2009). "Russian module launches via Soyuz for Thursday ISS docking". NASASpaceflight.com. http://www.nasaspaceflight.com/2009/11/live-russian-module-launch-towards-iss-on-soyuz/.
20. ↑ "NASA Extends Contract With Russia's Federal Space Agency" (Press release). NASA. 9 April 2007. Archived from the original on 23 June 2007. Retrieved 2007-06-15.
21. ↑ "NASA to Test Bigelow Expandable Module on Space Station". NASA. 16 January 2013. http://www.nasa.gov/mission_pages/station/news/beam_feature.html.
22. ↑ Jason Rhian (18 July 2016). "SpaceX Conducts Second Ground Landing After Launch Of CRS-9 Dragon To ISS". Spaceflight Insider. http://www.spaceflightinsider.com/organizations/space-exploration-technologies/spacex-launches-seventh-mission-2016-nasas-crs-9/.
23. ↑ Harwood, William (19 August 2016). "Spacewalkers attach docking adapter to space station for commercial vehicles". Spaceflight. http://spaceflightnow.com/2016/08/19/spacewalkers-attach-new-port-to-space-station-for-commercial-spacecraft/.
24. ↑ "Spacewalkers Complete Installation of Second Commercial Docking Port – Space Station". https://blogs.nasa.gov/spacestation/2019/08/21/spacewalkers-complete-installation-of-second-commercial-docking-port/.
25. ↑ "Successful launch for Airbus' Bartolomeo". Airbus (Press release). 9 March 2020. Retrieved 4 January 2021.
26. ↑ "FGB-based Multipurpose Lab Module (MLM-U)". Khrunichev State Research and Production Space Centre. http://www.khrunichev.ru/khrunichev_eng/live/full_mks.asp?id=13190.
27. ↑ "NASA to upgrade space station solar arrays". 12 January 2021. https://spacenews.com/nasa-to-upgrade-space-station-solar-arrays/.
28. ↑ "New solar arrays ready to upgrade International Space Station's power grid". Spaceflight Now. 2 June 2021. https://spaceflightnow.com/2021/06/02/new-solar-arrays-ready-to-upgrade-international-space-stations-power-grid/.
29. ↑ Davenport, Justin (June 15, 2023). "ISS finishes initial iROSA upgrade with two EVAs this month". https://www.nasaspaceflight.com/2023/06/iss_irosa_roundup/.
30. ↑ "Axiom Commercial Space Station". https://www.axiomspace.com/axiom-station.
31. ↑ "Nautilus X Holderman - 1 26 11 | PDF | Flight Controller | International Space Station". https://www.scribd.com/document/51592987/Nautilus-X-Holderman-1-26-11.
32. ↑ "Научно-энергетический модуль запустят на "Ангаре" с Восточного" (in ru). Roscosmos. 24 April 2021. https://www.roscosmos.ru/30863/.
33. ↑ Zak, Anatoly (16 April 2021). "Russian Orbital Service Station, ROSS". RussianSpaceWeb. http://www.russianspaceweb.com/ros.html.
34. ↑ Harding, Pete (20 December 2010). "ISS Managers review long-term configuration of International Space Station". https://www.nasaspaceflight.com/2010/12/iss-managers-long-term-configuration-international-space-station/.
35. ↑ "Spaceflight Now | Breaking News | Test article could facilitate space station applications". https://spaceflightnow.com/news/n1008/31node/.
36. ↑ "Is The International Space Station The Most Expensive Single Item Ever Built?". 2014-08-27. http://www.science20.com/robert_inventor/is_the_international_space_station_the_most_expensive_single_item_ever_built-156922.
37. ↑ "The Space Review: Costs of US piloted programs". http://www.thespacereview.com/article/1579/1.
38. ↑ Tyler, Patrick E. (2001-03-24). "Russians Find Pride, and Regret, in Mir's Splashdown". The New York Times. ISSN 0362-4331. https://www.nytimes.com/2001/03/24/world/russians-find-pride-and-regret-in-mir-s-splashdown.html.

## External links

* Animated ISS assembly process, mission designations and dates are included.
* Diagram of planned components of the ISS, positions of cancelled modules can be seen.

Media articles

* How It Works magazine – ISS nears completion

* v
* t
* e

Components of the International Space Station

Overview|

* Manufacturing
* Assembly
* US Orbital Segment
* Russian Orbital Segment
* Expeditions
* Spacewalks
* Uncrewed visits
* Program
* Scientific research
* Maintenance

Orbiting|

| Major
components|

* Zarya (Functional Cargo Block)
* Zvezda (Service Module)
* Destiny (laboratory)
* Columbus (laboratory)
* Kibō (PM, ELM-PS, EF)
* Unity (Node 1)
* Harmony (Node 2)
* Tranquility (Node 3)
* Quest Joint Airlock
* Pirs (docking module, airlock)
* Rassvet (MRM 1)
* Poisk (MRM 2)
* Leonardo (PMM)
* Cupola
* Integrated Truss Structure (ITS)
* Bigelow Expandable Activity Module (BEAM)

|

Subsystems|

* Mobile Servicing System (MSS) / Canadarm2
* Dextre (SPDM)
* Boom Assembly
* Strela cranes
* Kibō Remote Manipulator System
* External Stowage Platforms (ESPs)
* ExPRESS Logistics Carriers (ELCs) 1-4
* Pressurized Mating Adapters (PMAs)
* International Docking Adapters (IDAs)
* Electrical System
* Life Support System

Experimental
devices|

* AMS-02
* CALET
* CATS
* GEDI
* HDEV
* MAXI
* NICER
* PK-3 Plus
* SAGE III

Future|

| Planned|

* Bishop (airlock module)
* European Robotic Arm (ERA)
* Nauka (Multipurpose Laboratory Module)
* Prichal (Uzlovoy Module)
* Science Power Module (NEM-1)

|

Proposed|

* Node 4
* XBASE
* Independence-1
* Axiom

Spare
hardware|

* Multi-Purpose Logistics Modules (MPLMs)
* Kibō (ELM-ES)
* ExPRESS Logistics Carrier (ELC) 5
* Interim Control Module (ICM)

Cancelled|

* Propulsion Module
* Centrifuge Accommodations Module (CAM)
* Habitation Module
* Crew Return Vehicle (CRV/ACRV)
* Science Power Platform (SPP)
* Universal Docking Module (UDM)
* Russian Research Module (RM)

Support
vehicles|

| Current|

* Cygnus
* Dragon
* Dragon 2
* H-II Transfer Vehicle (HTV)
* Progress
* Soyuz

|

Future|

* Boeing CST-100 Starliner
* Dream Chaser Cargo System (DCCS)
* Orel (PPTS)

Former|

* Space Shuttle
* Automated Transfer Vehicle (ATV)

Cancelled|

* NASDA HOPE-X
* ESA Hermes

Mission
control|

* MCC-H (NASA)
* TsUP (RKA)
* Col-CC (ESA)
* ATV-CC (ESA)
* JEM-CC (JAXA)
* HTV-CC (JAXA)
* MSS-CC (CSA)

Administrative|

* Multilateral Coordination Board
* Commercial Orbital Transportation Services
* Commercial Resupply Services
* Commercial Crew Development

* Book
* Category
* Portal

0.00

(0 votes)

Original source: https://en.wikipedia.org/wiki/Assembly of the International Space Station. Read more

|

Retrieved from "https://handwiki.org/wiki/index.php?title=Astronomy:Assembly_of_the_International_Space_Station&oldid=972372"
*[v]: View this template
*[t]: Discuss this template
*[e]: Edit this template