A1 motorway (Romania)

Motorway in Romania

A1 motorway

Map of the A1 motorway, as of January 2022

Route information
Maintained by Compania Națională de Administrare a Infrastructurii Rutiere
Length| 458.1 km (284.7 mi)

581 km (361 mi) planned
122.9 km (76.4 mi) under construction

Existed| 1972–present
Major junctions
East end| Bucharest
Major intersections|  A 0 near Ciorogârla (under construction)
A 12 near Pitești (planned)
A 13 near Sibiu (planned)
A 10 at Sebeș
A 6 near Lugoj
A 9 near Timișoara (planned)
A 11 at Arad
West end|  M43 at Nădlac (border with Hungary)
Location
Country| Romania
Counties| Ilfov, Giurgiu, Dâmbovița, Argeș, Vâlcea, Sibiu, Alba, Hunedoara, Timiș, Arad
Major cities| Bucharest, Pitești, Sibiu, Sebeș, Orăștie, Deva, Timișoara, Arad
Highway system

* Roads in Romania

* Highways

| ←  A 0| | →  A 2

|
|

Bucharest – Pitești segment – country road overpass at km 55 (westbound view) Pitești bypass segment – Pitești East node at km 115 (westbound view) Sibiu bypass section – A1/DN14 node at km 246 (westbound view) Sibiu – Săliște segment – Săcel Tunnel at km 264 (westbound view) Sebeș – Orăștie segment – Sebeș North node at km 309 (westbound view) Timișoara – Arad segment at km 506 (eastbound view) Arad bypass segment – Arad center/airport node at km 542 (westbound view)

The A1 motorway (Romanian: Autostrada A1) is a partially built motorway in Romania, planned to connect Bucharest with the Banat and Crișana regions in the western part of the country and the rest of Europe. When completed it will be 581 kilometers long and it will span the country on the approximative south-east to north west direction. The motorway starts in the western part of Bucharest and connects the following major cities: Pitești, Sibiu, Deva, Timișoara, Arad, reaching Hungary's M43 motorway near Nădlac.[1] As the motorway is built along the Trans-European Transport Networks Rhine-Danube Corridor[2] the construction receives 85% funding from the European Union. The road is part of the proposed Via Carpatia route.

As of December 2022, the combined length of the opened sections totals 458.1 kilometers. Other 54.5 kilometers have been tendered. The parts of the motorway currently in service include the Bucharest – Pitești section (109.5 km), the Boița – Holdea section (188 km), and the Margina – Nădlac section (158.8 km).

An additional segment, between Coșevița – Margina (13.5 km), which has several tunnels (2.1 km, in total) along its route, has been re-tendered in June 2019, because the project had been modified.

On the Pitești – Sibiu section, two segments were tendered as well: Pitești − Curtea de Argeș (30.4 km, lot 5) and Curtea de Argeș − Tigveni (10.7 km, lot 4), with the latter one awarded for construction in April 2019,[3] and the first segment (Pitești − Curtea de Argeș) in May 2020.[4][5]

## Sections

[edit]

### Bucharest – Pitești

[edit]

This section of the motorway is fully operational and is composed of two segments: Bucharest – Pitești and Pitești bypass.

The Bucharest – Pitești segment (95.9 km) is the first motorway class road built in Romania and remained the only one for more than 15 years, until the completion of the Fetești – Cernavodă segment on the A2 motorway in 1987. Construction works began on 4 February 1967 and the motorway's initial carriageway was opened on 12 April 1972, before eventually entering in full service to all traffic on 11 September 1972, except for oversize loads that were otherwise restricted to the old DN7 road.[6][7][8] Various parts of the segment underwent several major rehabilitations: between 1997 and 2000 by the FAT joint venture composed of Italian companies Federici, Astaldi and Todini, between 2002 and 2004 by the Romanian companies Albix Timișoara and Cosar București and between 2006 and 2010 by Romanian companies PA&CO Internațional and Euroconstruct Trading '98.[9][10] As of August 2023 this is the only segment of the motorway where motels and restaurants operate in rest areas.

The Pitești bypass segment (13.6 km) was awarded in April 2004 to a joint venture composed of Italian companies Astaldi and Italstrade. The segment was opened to traffic during November 2007, having a major role in diverting traffic from the Pitești city centre.[11] An underpass in the Bascov area (north of Pitești) was also built to resolve traffic congestion at the nearby junction of the DN7 and DN7C roads which was generating in turn problems at the Pitești motorway end. The underpass was fully completed during October 2008.[12][13]

### Pitești – Sibiu

[edit]

This section of the motorway is partially under construction and is split into five segments: Pitești – Curtea de Argeș (lot 5), Curtea de Argeș – Văleni (lot 4), Văleni – Racovița (lot 3), Racovița – Boița (lot 2), Boița – Sibiu (lot 1).[14]

This is the most difficult section of the whole motorway from construction works perspective, considering that it has to cross the Carpathian Mountains, partly along the Olt River Valley. The feasibility study was initially completed during late 2008 with plans to start construction works next year,[13] however the Romanian Government has continuously delayed the start of the activity until 2012, considering several options on how the motorway construction was to be funded,[15][16][17] while advancing several deadlines for the start/completion of works on the section.[16][18][19] As during early 2012 the section was accepted to be funded under European Union's Cohesion Fund,[20] the 2008 feasibility study had to be updated with several key elements required by the European Union that were previously not considered. The tender for the update was launched in April 2012 aiming to have the section finalized by 2020, as total construction costs for its 116.6 kilometers were estimated at 3.25 billion euro.[21][22] Eight months later the Romanian Government reconsidered and cancelled the tender.[23]

The year 2013 brought much controversy, as the Romanian Government declared that the priority motorway route for crossing the Carpathian Mountains will be the A3 motorway (between Comarnic and Brașov) instead of the A1 motorway (between Pitești and Sibiu) and further supported the idea of modifying the route of the Pan-European Corridor IV to pass through Brașov.[24][25] According to the same plans the A3 motorway was to be connected to the A1 motorway via another motorway between Sibiu and Făgăraș, thus creating a nearly complete motorway corridor between Bucharest and Sibiu, via Brașov, while the section between Pitești and Sibiu was no longer an immediate priority.[26] This was generally regarded as a strategy to avoid a competing alternative route to the section of the A3 motorway between Comarnic and Brașov, which was planned to be built via a concession contract.[27] During the 2013 Trans-European Transport Networks (TEN-T) reunion the European Union rejected the plan and officially criticized the attempt to switch priorities from constructing the Pitești – Sibiu motorway, determining the Romanian authorities to reconsider the change.[28][29]

After further trying unsuccessfully in December 2013 to persuade the European Union to change the route of the motorway to pass through Râmnicu Vâlcea,[30] the Romanian Government has retendered in June 2014 the update of the 2008 feasibility study for the section,[31] and has signed the contract for this activity with a joint venture composed of the Italian company Spea Ingegneria Europea and the Romanian company Tecnic Consulting Engineering in June 2015, after an appeal from one of the bid participants.[32][33] As the Ministry of Transport has started work on the Romanian General Master Plan for Transport required to access 2014–2020 European funds, it generated further controversy by appearing to continue to try avoiding the construction of the section as a motorway, as it downgraded it to express road in an October 2014 version of the Master Plan[34] and later considered a phased express road/motorway approach in a subsequent version of the Master Plan.[35] This has prompted reactions from the European Union, the public society and the employees of the Dacia plant near Pitești,[36] and while the Romanian Prime Minister announced during October 2014 that the section will be included as a motorway in the final version of the Master Plan[37] the change was reflected in the document only in July 2015.

In an interview given by the general manager of CNADNR during August 2015 it was announced that possible routes for lots 1 and 5 were already discussed with the joint venture updating the feasibility study and based on that the company will hold public consultations during October 2015, where all interested parties will be invited to comment on the proposed solutions and also to contribute with knowledge regarding the potential problems CNADNR might face on the selected routes. Dependent on the issues that might be identified and their environmental impact, the bid for the construction works on these two lots might be launched as early as January 2016.[38] CNADNR has published on 7 November 2015 five alternative routes for the Pitești – Sibiu section.[39] As previously announced all interested parties are welcome to provide their opinion by 11 December 2015 on the company's Facebook page. Following these consultations, it is expected that on 15 December 2015 the company preparing the feasibility study will hand over to CNADNR the final study for lots 1 and 5.[40][needs update]

According to the approved version of the Master Plan, the section was expected to be completed until 2020 using a mix between European funds, Romanian budget and low interest loans.[41]

The works for lots 1 and 5 were tendered in July 2017 and for lot 4 in March 2019. As of April 2019, the lot 1 was awarded for construction to the Austrian company Porr,[42] for nearly 128.7 million euro, with 12 months allowed for planning and 36 months for execution. The other two lots were still pending to be awarded.[43][44]

Announcements of intention for a tender were published for two of the rest of the three lots, as well, in April 2018.[45]

As of July 2019, the lot 1 of this section (Boița – Sibiu, 13.1 km) is undergoing construction.[42]

On 11 May 2020, the contract for the construction of the lot 5 (Pitești – Curtea de Argeș, 30.4 km) was signed with the Italian company Astaldi.[4][5] The value of the contract is 356 million euro and it is scheduled to take 12 months for planning and 48 months for execution.[46] The lot 4 (Curtea de Argeș – Tigveni, 9.86 km) followed on 15 November 2021; the contract for its construction was signed with the Austrian company Porr.[47] On 7 February 2022, the contract for the construction of the lot 2 (Boița – Cornetu, 31.3 km) was signed with the Turkish joint-venture Mapa-Cengiz.[48] On 1 August 2022, the contract for the construction of the lot 3 (Cornetu–Tigveni, 37.3 km) was signed with Webuild. It is the most expensive roadbuilding contract ever signed in Romania. On 15 December 2022, lot 1 (Sibiu \- Boița, 13.1 km) was opened to the public [49]

### Sibiu bypass

[edit]

This section of the motorway is fully operational.

The contract for the whole section (17.5 km) forming a partial beltway around Sibiu was initially signed during 2003 with Italian company Todini, with the actual construction work starting during 2004 and scheduled to finish during 2007. This plan suffered multiple delays and eventually in September 2006 CNADNR decided to terminate the contract.[50] Following this, the section was split into two segments. The first segment (km 0-14) was awarded in May 2008 to a joint venture composed of Geiger, Max Bögl and Comtram.[51][52] The second segment (km 14-17) was awarded in September 2009 to the Romanian company Vectra Service and included also the upgrade of 3.3 kilometers of road connecting the motorway with DN1 that was designated DN1T.[53] Works started on the first segment during July 2008 and on the second during February 2010 and were scheduled to be fully completed during 2011, but as a result of the authorities insisting on the bypass being finished sooner the section was opened for traffic in December 2010.[54][55][56]

### Sibiu – Orăștie

[edit]

This section of the motorway is fully open and is split into four segments: Sibiu – Săliște (lot 4), Săliște – Cunța (lot 3), Cunța – Sebeș (lot 2) and Sebeș – Orăștie (lot 1).[57]

The bid for the design & build contracts for all four segments that are part of this section was launched by CNADNR during December 2010.[58] The Cunța – Săliște segment (22.1 km), which includes the 1,100-metre (3,600 ft) long Aciliu viaduct was awarded to Italian company Impregilo in May 2011,[59] while the Orăștie – Sebeș segment (24.1 km) was awarded to Austrian company Strabag, the Sebeș – Cunța segment (19.7 km) was awarded to a joint venture composed of Romanian companies Straco and Studio Corona and the Săliște – Sibiu segment (16.1 km) was awarded to Italian company Astaldi, all in June 2011.[60] Construction works on all four segments have started in October 2011 and were planned to finish in April 2013.[61] After several delays, lots 1, 2 and 4 were opened in December 2013,[62][63] while lot 3 was eventually opened at the end of November 2014.[64][65] As of November 2015 construction works were still ongoing on lot 3,[66] as there are multiple issues on this lot generated by a combination of ignoring the terrain instability identified by the feasibility study, the low quality of the construction works and the Romanian Government pressuring for electoral reasons for the segment to open before a number of critical road elements were completed.[67][68][69][70] Another aspect that has surfaced and is generating controversy is related to the fact that while there are multiple disputes awaiting resolution between CNADNR and Impregilo and during the construction of the segment there were around 300 non-conformity reports issued, CNADNR has paid to Impregilo the works executed.[71] Following this, during August 2015 the general manager of CNADNR has given a number of interviews during various TV shows defending the company and putting all the blame for the issues on lot 3 on the poor quality of execution of Impregilo.[38][72]

Regardless of the statements from both parties, the problems on lot 3 are serious enough so that they required CNADNR to close down the traffic on the affected lanes during August 2015, while having both the company's experts and Impregilo's ones looking for the technical solutions to address the issues. As those solutions were discussed and agreed, lot 3 was closed down to traffic, initially for about one month and a half, just nine months after it was inaugurated.[73] According to information surfacing from various sources about one kilometer from the motorway will need to be completely rebuilt from the ground while other issues that appeared will be addressed as well.[74] During October and November 2015 the conflict between CNADNR and Impregilo seems to have taken a turn for worse as after the promised one month and a half term passed no substantial progress has been made on fixing the identified problems, the construction works on the lot were completely stopped and CNADNR announced it made a penal complaint against Impregilo.[75][76] Six months after the closing, come the spring of 2016, the CNADNR decided to fix the problems itself with its own workforce and rented equipment; part of the financing of these repairs was to come from the 90 million lei guarantee posted for the project by Impregilo, which was to be blacklisted for two years in which it would not be allowed to obtain contracts from the Romanian government.[77]

On 10 October 2016, the lot 3 was re-opened after repairing works had reportedly been completed.[78]

### Orăștie – Deva

[edit]

This section of the motorway is fully operational and is composed of two segments: Orăștie – Simeria and Simeria – Deva.

Bids for the construction works for this section were launched by CNADNR during 2006[79] and subsequently during September 2009,[80] but they were both cancelled due to problems related to the selection criteria.[79] The bid was launched again during March 2010[81] and the whole section (32.8 km) was finally awarded to the joint venture between the Austrian company Strabag and the Romanian company Straco Grup in November 2010, after appeals from the competing companies.[79][82] Construction works have started in April 2011 and were planned to finish in April 2013.[61] The Simeria – Deva segment (15.4 km) was opened during December 2012,[83][84] while the Orăștie – Simeria segment (17.4 km) was opened during May 2013.[85][86]

### Deva – Lugoj

[edit]

This section of the motorway is partially operational and partially under construction and is split into four segments: Șoimuș – Ilia (lot 4), Ilia – Coșevița (lot 3), Coșevița – Dumbrava (lot 2) and Dumbrava – Șanovița (lot 1).[87]

The bid for the design & build contract for lot 1 was launched by CNADNR during December 2010.[88] The contract included also the first segment of the A6 motorway (11.4 km) that is branching off from the A1 motorway near the village of Balinț and connecting the city of Lugoj.[89] The Șanovița – Dumbrava segment (27.4 km) was awarded to a joint venture composed of Italian companies Tirrena Scavi, Societa Italiana per Condotte D'Acqua and Cossi Construzioni in May 2011, after an appeal from one of the bid participants.[90] Construction works on lot 1 have started in October 2011 and were planned to finish in April 2013.[61] After several delays, the segment was eventually opened during December 2013, but only between the junction with the A6 motorway and Dumbrava.[91] As of July 2015 the remaining part of lot 1 was still not usable, as the next segment containing an exit (Timișoara – Lugoj lot 2) was not opened for traffic. The idea of building a temporary exit at the western end of the segment near Șanovița was discussed but never implemented.[92] Another option discussed, considering that Timișoara – Lugoj lot 2 was awarded to the same joint venture of companies was a partial opening from Șanovița to Topolovățu Mare interchange with DJ572 (6.02 km),[93] but this was not pursued either.

The bid for the design & build contracts for the remaining three segments that are part of this section was launched by CNADNR during April 2012.[94] After more than one year after the bid was launched, the Ilia – Șoimuș segment (22.1 km) was awarded to a joint venture composed of Romanian companies Spedition UMB and Tehnostrade in July 2013,[95][96] while the Dumbrava – Coșevița segment (28.6 km) was awarded to a joint venture composed of Italian companies Salini Impregilo and Secol,[97] and the Coșevița – Ilia segment (21.1 km) was awarded to a joint-venture led by the Spanish company Comsa,[98] both in October 2013.[99] Constructions works for lots 2, 3 and 4 were planned to finish in May 2016, however the lots face multiple issues: a revision of the environmental study imposed a number of changes to structures among which the requirement for a number of ecoducts for protecting the large carnivore fauna in the area,[100] which called for an additional bid to cover for the changes; on lot 4 an illegal cemetery was discovered on the path of the motorway and was relocated, the motorway route was passing by too close to a cave near Brănișca which was supposedly housing a significant bat population protected by law and there were discussions between Spedition UMB and CNADNR regarding a potential change of the technical solution in the area of the Mintia ash and clay deposit.[101] In an interview given by the general manager of CNADNR during August 2015, it was announced that the problems on lot 4 were now cleared and Spedition UMB was praised for their approach and pace of work on the segment, the appreciation being that if the issues hadn't surfaced most probably the works would have been completed by end of 2015.[38]

On 6 March 2017, a part of lot 2, between Dumbrava and Margina was opened to traffic.

By April 2019,[102] the physical progress was at 95.8% on lot 2 (except tunnels), 94% on lot 3 and 95% on lot 4. The bid for the new planned tunnels on lot 2, claimed publicly since December 2014,[103] was finally announced in June 2019.[104]

On 14 August 2019, lot 4 of the motorway was opened, whereas the lot 3 was opened on 23 December, same year, with speed and tonnage restrictions.[105] Both restrictions on the latter were lifted gradually throughout the following year.[106][107] In October 2022, the remainder segments of lot 2 were signed with Spedition UMB, the section is supposed to finish by 2026, and 11 months would be for the project phase, and 45 months for the execution. [108]

### Lugoj – Timișoara

[edit]

This section of the motorway is fully operational and is composed of two segments: Giarmata – Izvin (lot 1) and Izvin – Șanovița (lot 2).

The Timișoara bypass (9.5 km, also referred to as the Timișoara – Lugoj lot 1) was awarded in April 2011 to the Romanian company Spedition UMB.[109] It was opened to traffic in October 2012.[110]

The stretch between Timișoara and Lugoj (25.6 km, referred to as the Timișoara – Lugoj lot 2) has been re-auctioned in August 2012, after appeals from participants at the previous auction.[111] It has been awarded to the joint venture between the Italian companies Tirrena Scavi and Societa Italiana Per Condotte D'Acqua in December 2013.[112] Construction works have been completed seven months earlier than the contractual deadline and the segment became operational in December 2015.[113]

### Timișoara – Arad

[edit]

This section of the motorway is fully operational and is composed of two segments: Timișoara – Arad and Arad bypass.

Works for the Arad bypass (12.25 km) were awarded in March 2009 to the joint venture between the Spanish company FCC Construccion and the Austrian company Porr.[114] The segment was opened in on a single carriageway December 2011, and on both carriageways in June 2012.[115]

The 32.25 km section of motorway between Arad and Timișoara was awarded in December 2008 to the joint venture between the Spanish company FCC Construccion and the Italian company Astaldi.[114] It was opened along with the Arad bypass in December 2011.[115]

### Arad – Nădlac

[edit]

The construction of the 38.8 km section between Nădlac and Arad was split into two parts. The first part, between Nădlac and Pecica (22.2 km),[116] was awarded in April 2011 to a consortium led by the Romanian company Romstrade, while the second section, between Pecica and Arad (16.6 km),[116] was to be constructed by the Austrian company Alpine. Works started in October 2011 and were due to be finalized in April 2013.[117]

However, the contract for the first part of the section was terminated by the Romanian government in November 2012, due to low construction progress recorded by the Romstrade company (approximately 15–20%) and potential fraud by the company owner.[118][119] Also, the contract for the second part (construction progress approximately 85%)[120] was terminated in July 2013, because the Austrian company filed for bankruptcy.[121] The first segment was re-auctioned in April 2013,[122] and awarded in December 2013 to the joint venture of Astaldi and Max Bögl.[123] Works should be completed until the end of 2014.[123][124] A tender for the remaining works on the second segment was announced in June 2014,[125] and the section was finally awarded to the same joint venture of Astaldi and Max Bögl.

The section between Nădlac and Pecica and 6.30 km of the section between Pecica and Arad ware opened ahead of schedule on December 19, 2014.[126] The remainder of the Pecica – Arad segment (10.3 km) was opened on 11 July 2015.

At the western end, the motorway connects with Hungary's M43 motorway, which further connects with the M5 motorway, that runs from the border with Serbia to the capital city of Budapest.[127] A connecting road between the motorway (near the border crossing) and the town of Nădlac (approximately 7 km southbound), designated as DN7G, has also been built.[128]

## Openings timeline

[edit]

* Bucharest – Pitești (South) (95.9 km) was opened on 12 April 1972 partially, 11 September 1972 for all traffic.[8]
* Pitești bypass (South – Bascov) (13.6 km) was opened on 19 November 2007.[11]
* Sibiu bypass (17.5 km) was opened on 1 December 2010.[56]
* Arad – Timișoara (44.5 km) was opened on 17 December 2011. Arad bypass (12.25 km) was initially opened on a single carriageway and completed on 6 June 2012.[115]
* Timișoara – Lugoj lot 1 (9.5 km) was opened on 23 October 2012.[110]
* Deva – Simeria segment (15.4 km) was opened on 21 December 2012.[84]
* Simeria – Orăștie segment (17.4 km) was opened on 30 May 2013.[86]
* Orăștie – Sibiu lots 1, 2 and 4 (59.9 km) were opened on 19 December 2013.[63]
* Lugoj – Deva segment 1 (17.4 km) was opened on 23 December 2013, between the interchange with the A6 motorway (near Balinț) and the exit at Dumbrava.[91]
* Orăștie – Sibiu lot 3 (22.1 km) was opened on 14 November 2014,[65] but closed down completely for repairs on 7 September 2015.[73]
* Nădlac – Arad segment 1 and 6.30 km of segment 2 (28.5 km) were opened on 19 December 2014.[126]
* Nădlac – Arad remainder of lot 2 (10.3 km), junction with Hungarian M43 motorway and border control facility were opened on 11 July 2015.[129]
* Timișoara – Lugoj lot 2 (25.6 km) along with Lugoj – Deva remainder of segment 1 (10.1 km) were opened on 23 December 2015.[113]
* Orăștie – Sibiu segment 3 (22.1 km) was re-opened on 10 October 2016, after repairing works had reportedly been completed.[78]
* Lugoj – Deva lot 2 was partially opened (15.2 km) on 6 March 2017.[130]
* Lugoj – Deva lot 4 (22.13 km) was opened on 14 August 2019.[131]
* Lugoj – Deva lot 3 (21 km) was opened on 23 December 2019.
* Pitești – Sibiu lot 1 (13 km) was opened on 15 December 2022.

### Incomplete sections

[edit]

* Pitești – Sibiu: Segments 4 and 5 are actively being built,[42][132] segments 2 and 3 are in a design phase.[43][48]
* Lugoj – Deva: The remaining 13.5 km of segment 2 are currently being auctioned and likely to take a significantly longer period of time to complete, but in order to receive EU funding, needs to be started before 2022.[133][134]

## Exit list

[edit]

This article contains a bulleted list or table of intersections which should be presented in a properly formatted junction table. Please consult this guideline for information on how to create one. Please improve this article if you can. (November 2021)

|

Exits and buildings (Northbound)

Bucharest – Pitești (110 km)
| km 10  | Iuliu Maniu Boulevard, Bucharest |  |
| km 11  | Bucharest Ring Road |  | opened 1972
| km 13  | Ciorogârla |  |
| km 18  | Chitila, Otopeni / Domnești, 1 Decembrie |  | under construction
| km 18  | Bâcu |  | northbound only, opened January 2021
| km 22  | Bolintin Deal |  |
| km 30  | Lukoil, Motel, Restaurant  |  |
| km 30  | Bolintin Vale |  | opened 1972
| km 35  | Argeș River |  |
| km 36  | Petrom, Restaurant, Parking  |  |
| km 42  | Lukoil |  | northbound only
| km 44  | Vânătorii Mici |  | opened 1972
| km 49  | OMV / MOL |  |
| km 49  | Corbii Mari |  |
| km 56  | Restaurant  |  | northbound only
| km 59  | Gazprom |  | opened 2013
| km 63  | Olteni  |  |
| km 70  | Găești |  | opened 1972
| km 73  | Găești |  | northbound entrance, southbound exit
| km 80  | MOL, Motel, Restaurant, Parking  |  |
| km 86  | Teiu |  | opened 1972
| km 94  | Petrom, Motel, Restaurant  |  |
| km 94  | Căteasca |  | opened 1972
| km 97  | Cireșu  |  |
| km 102  | Oarja |  | opened 1972
| km 104  | Slatina, Craiova |  | under construction
| km 106  | Pitești South / Slatina, Craiova |  | opened 1972, reconfigured in November 2007 as exit
| km 109  | Parking  |  |
| km 110  | Argeș River |  |
| km 115  | Pitești East / Mioveni, Câmpulung, Bucharest |  | opened November 2007
| km 118  | Argeș River |  |
| km 120  | Pitești North / Curtea de Argeș, Râmnicu Vâlcea |  | opened November 2007
Boița (SB) – Coșevița (TM) (188 km)
| km 225  | Boița |  | opened December 2022
| km 229  | Parking  |  | opened December 2022
| km 238  | Sibiu South / Tălmaciu |  | opened December 2010, reconfigured in December 2022 as exit
| km 243  | Sibiu East / Agnita |  | opened December 2010
| km 244  | Sibiu City Centre  |  | opened December 2010
| km 247  | Sibiu North / Mediaș |  | opened December 2010
| km 254  | Sibiu West, Sibiu Airport, Ocna Sibiului |  | opened December 2010, reconfigured in December 2013 as exit
| km 260  | Parking  |  | opened 2014
| km 264  | Săcel Tunnel  |  | opened 2013
| km 269  | Săliște |  | opened December 2013
| km 271  | Aciliu Viaduct |  | opened November 2014
| km 281  | Apoldu de Jos |  | opened November 2014
| km 293  | Cunța |  | opened December 2013
| km 296  | Parking  |  | opened 2014
| km 304  | Sebeș East  |  | southbound only, opened December 2013
| km 308  | Alba Iulia, Turda, Cluj-Napoca |  | opened July 2021
| km 309  | Sebeș North / Alba Iulia |  | opened December 2013
| km 312  | Sebeș West  |  | opened December 2013
| km 316  | Parking  |  | opened 2014
| km 335  | Orăștie |  | opened 2013
| km 340  | Parking  |  | opened 2013
| km 353  | Simeria, Călan / Hațeg |  | opened December 2012
| km 355  | Mureș River |  | opened 2012
| km 368  | Deva / Șoimuș |  | opened 2012
| km 389  | Parking  |  | opened August 2019
| km 391  | Ilia, Săvârșin |  | opened August 2019
| km 402  | Dobra |  | opened December 2019
| km 409  | Parking  |  | opened December 2019
| km 411  | Coșevița |  | opened December 2019
Margina (TM) – Nădlac (AR) (158 km)
| km 425  | Margina |  | opened March 2017
| km 428  | Parking  |  |
| km 441  | Dumbrava / Traian Vuia |  | opened December 2013
| km 447  | Parking  |  | opened 2014
| km 458  | Lugoj |  | opened December 2013
| km 465  | Timiș – Bega Channel |  | opened December 2015
| km 467  | Bega River |  | opened December 2015
| km 471  | Parking  |  | opened December 2015
| km 474  | Topolovățu Mare / Lipova, Buziaș |  | opened December 2015
| km 481  | Parking  |  | under construction
| km 493  | Timișoara South / Moravița, Belgrade |  | planned
| km 494  | Timișoara East, Timișoara Airport / Lugoj |  | opened October 2012
| km 500  | Parking  |  | opened 2012
| km 503  | Timișoara North / Lipova |  | opened December 2011
| km 516  | Orțișoara / Seceani |  | opened 2013
| km 530  | Parking  |  | opened 2014
| km 536  | Arad South  |  | opened December 2011
| km 538  | Arad / Zădăreni, Sânnicolau Mare |  | opened June 2012
| km 540  | Mureș River |  | opened 2011
| km 542  | Arad City Centre, Arad Airport |  | opened June 2012
| km 545  | Arad North, Oradea |  | opened 2011, reconfigured in July 2015 as interchange
| km 556  | Pecica |  | opened December 2014
| km 559  | Parking  |  | opened 2015
| km 582  | Nădlac |  | opened December 2014, last exit in Romania
| km 584  | Parking  |  | opened July 2015
| km 584  | Nădlac – Csanádpalota border crossing |  | opened July 2015

## References

[edit]

1. ^ "Nadlac II – Csanadpalota border checkpoint inaugurated". The Romania Journal. 11 July 2015. Archived from the original on 24 December 2015. Retrieved 26 July 2015.
2. ^ "Trans-European Transport Corridors – Rhine-Danube Corridor" (PDF). European Commission. Retrieved 26 July 2015.
3. ^ "Au fost semnate contractele pentru tronsonul Sibiu-Boiţa (13,7 km) al autostrăzii Sibiu-Piteşti și pentru lotul 3 al centurii de sud a Capitalei (18 km) - Esential - HotNews.ro". 14 April 2019.
4. ^ a b "Moment important pentru Autostrada Sibiu – Pitești: Se semnează contractul pentru un tronson de 30 de kilometri" (in Romanian). HotNews.ro. 11 May 2020. Retrieved 11 May 2020.
5. ^ a b "Agrepres" (in Romanian). 11 May 2020. Archived from the original on 14 May 2022. Retrieved 11 May 2020. "Argeş: Contractul pentru secţiunea 5 a tronsonului de autostradă Sibiu-Piteşti – semnat în prezenţa premierului Orban"
6. ^ "12 aprilie 1972: Ceaușescu a inaugurat primele două benzi din A1 București-Pitești" (in Romanian). click.ro. 16 April 2018. Retrieved 23 February 2023.
7. ^ "Prima autostradă din România: La 4 februarie 1967 începea construcţia Autostrăzii Bucureşti – Piteşti" (in Romanian). economica.net. 4 February 2022. Retrieved 23 February 2023.
8. ^ a b "Iptana, 50 de ani de proiectare pentru infrastructura transporturilor" (PDF) (in Romanian). Iptana.ro. 10 September 2003. Archived from the original (PDF) on 31 July 2020. Retrieved 26 July 2015.
9. ^ "Autostrada meșterului Manole" (in Romanian). Evenimentul Zilei. 9 June 2008. Retrieved 26 July 2015.
10. ^ "Studiu de caz: Cea mai veche autostradă din România" (in Romanian). Ziarul Financiar. 31 October 2010. Retrieved 26 July 2015.
11. ^ a b "S-a inaugurat centura de ocolire a Piteștiului" (in Romanian). Realitatea.net. 19 November 2007. Archived from the original on 13 July 2015. Retrieved 26 July 2015.
12. ^ "Deschiderea traficului prin Pasajul Bascov" (PDF) (in Romanian). CNADNR. 22 October 2008. Archived from the original (PDF) on 23 September 2015. Retrieved 8 August 2015.
13. ^ a b "A fost inaugurat pasajul subteran de la Bascov. Orban a taiat panglica" (in Romanian). Pro TV. 22 October 2008. Retrieved 26 July 2015.
14. ^ "Revision/Update of the Feasibility Study for Pitești – Sibiu motorway" (PDF) (in Romanian). CNADNR. Retrieved 26 July 2015.
15. ^ "Transporturile le propun chinezilor să facă autostradă" (in Romanian). Ziarul Financiar. 16 August 2011. Retrieved 26 July 2015.
16. ^ a b "Anca Boagiu: Autostrada Sibiu – Pitești va fi finalizată până în 2016" (in Romanian). Realitatea.net. 2 September 2011. Archived from the original on 24 September 2015. Retrieved 26 July 2015.
17. ^ "Autostrada Pitești-Sibiu: licitație la toamnă, fonduri de la Uniunea Europeană" (in Romanian). Automarket. 19 January 2012. Retrieved 26 July 2015.
18. ^ "Constructorul autostrăzii Comarnic-Brașov-Făgăraș va fi selectat anul viitor" (in Romanian). Buna Ziua Brasov. 17 December 2011. Retrieved 26 July 2015.
19. ^ "Transporturile vor să construiască în trei ani autostrada Sibiu – Pitești" (in Romanian). Ziarul Financiar. 7 March 2012. Retrieved 26 July 2015.
20. ^ "Autostrada Pitești-Sibiu se licitează în toamnă. UE ne dă bani s-o facem" (in Romanian). RTV.net. 19 January 2012. Retrieved 26 July 2015.
21. ^ "Studiul de fezabilitate pentru Autostrada Sibiu – Pitești va costa 61 de milioane de lei". Jurnalul Național (in Romanian). 1 April 2012. Archived from the original on 8 October 2015. Retrieved 26 July 2015.
22. ^ "Un nou vis spulberat? Autostrada Sibiu-Pitești care ar trebui să fie gata în 2020" (in Romanian). Wall-Street.ro. 11 October 2012. Retrieved 26 July 2015.
23. ^ "CNADNR anulează pe bandă rulantă licitațiile pentru autostrăzi. După Comarnic-Brașov, a fost oprită și procedura pentru Sibiu-Pitești". Gândul (in Romanian). 8 November 2012. Retrieved 26 July 2015.
24. ^ "Cum vrea sa schimbe Sova traseul autostrazilor din Romania: "Mutam Coridorul IV pe Sibiu-Brașov. Autostrada Sibiu-Pitești o facem abia dupa 2020"" (in Romanian). Hotnews. 8 November 2013. Retrieved 26 July 2015.
25. ^ "Guvernul a scos autostrada Sibiu-Pitești de pe harta investițiilor în infrastructură pe următorii cinci ani". Ziarul Financiar (in Romanian). 4 December 2013. Retrieved 26 July 2015.
26. ^ "Strategia de autostrazi pana in 2018: Guvernul vrea mai multe autostrazi mici, printre care si una care sa lege Bucuresti de Alexandria – fieful lui Liviu Dragnea, in loc sa finalizeze coridorul european de la Sibiu la Pitești". HotNews (in Romanian). 3 December 2013. Retrieved 26 July 2015.
27. ^ "Analiză. Autostrada Sibiu – Pitești vs Sibiu – Brașov. Care este mai importantă investiție" (in Romanian). Ora de Sibiu. 4 October 2013. Retrieved 26 July 2015.
28. ^ "Comisia Europeană a decis să finanțeze construirea autostrăzii Sibiu–Pitești și a respins varianta Sibiu-Brașov" (in Romanian). Unirea. 23 October 2013. Retrieved 26 July 2015.
29. ^ "Cum a ajuns autostrada Sibiu-Pitesti sa fie din nou o prioritate si de ce risca sa fie amanata in continuare". HotNews (in Romanian). 18 March 2014. Retrieved 26 July 2015.
30. ^ "Șapte semne de întrebare legate de planul cincinal pentru autostrăzi al Guvernului Ponta: De la autostrada lui Dragnea, la eliminarea soluției Pitești – Sibiu". HotNews (in Romanian). 4 December 2013. Retrieved 26 July 2015.
31. ^ "Cea mai importantă decizie pentru autostrada Sibiu-Pitești: Compania de Drumuri a lansat licitația pentru studiul de fezabilitate". Ziarul Financiar (in Romanian). 2 June 2014. Retrieved 26 July 2015.
32. ^ "Comunicat de presa CNADNR 15.06.2015" (PDF) (in Romanian). CNADNR. 15 June 2015. Retrieved 26 July 2015.
33. ^ "CNADNR a semnat contractul pentru revizuirea studiului de fezabilitate al autostrăzii Sibiu-Pitești" (in Romanian). Mediafax. 15 June 2015. Retrieved 9 August 2015.
34. ^ "Romanian General Transport Master Plan" (PDF) (in Romanian). AMPOST. Retrieved 26 July 2015.
35. ^ "Master Planul de Transport – Șoseaua Sibiu-Pitești va fi construită ca o autostradă fazată până în 2020" (in Romanian). Ziarul Financiar. 25 November 2014. Retrieved 26 July 2015.
36. ^ "Peste 10.000 de angajati de la Uzina Dacia au iesit in strada" (in Romanian). National. 16 April 2015. Retrieved 26 July 2015.
37. ^ "Victor Ponta, in vizita la Dacia Mioveni: Am stabilit ca segmentul Pitesti-Sibiu este trecut ca autostrada in Programul Operational de Transport". HotNews (in Romanian). 11 October 2014. Retrieved 26 July 2015.
38. ^ a b c "Adevarul Live – Interview with CNADNR general manager Narcis Neaga" (in Romanian). Adevarul. 20 August 2015. Archived from the original on 24 September 2015. Retrieved 6 September 2015.
39. ^ "Variante Autostrada Sibiu-Pitești" (PDF). www.cnadnr.roÂlanguage=ro. 7 November 2015. Retrieved 8 November 2015.
40. ^ "Traseul autostrăzii A1 Pitești – Sibiu. Cele cinci variante luate in calcul de autorități". HotNews (in Romanian). 7 November 2015. Retrieved 8 November 2015.
41. ^ "Romanian General Transport Master Plan" (PDF). www.mt.ro (in Romanian). 23 July 2015. Retrieved 26 July 2015.
42. ^ a b c "În sfârșit! România va avea o nouă autostradă. Au început lucrările – Capital".
43. ^ a b "Monitorizare: stadiul proiectelor majore". Asociaţia Pro Infrastructura. Retrieved 3 May 2019.
44. ^ "Primul tronson de autostradă făcut de chinezi? CNAIR, obligată a doua oară să primească China Railway în cursa pentru lotul 5 din Sibiu – Pitești". 7 July 2019.
45. ^ "HARTĂ INTERACTIVĂ Traseul modificat al autostrăzii A1 Pitești - Sibiu, așa cum va fi scos la licitație. Cum s-au schimbat secțiunile, unde vor fi tunelurile și câte noduri rutiere au mai rămas - Infrastructura - HotNews.ro".
46. ^ "Contract semnat pentru autostrada Sibiu - Pitești: 356 milioane de euro pentru 30 de kilometri de la Pitești la Curtea de Argeș - Hotnews Mobile".
47. ^ Contractul pentru lotul 4 al autostrăzii Sibiu - Pitești a fost semnat cu o întârziere de doi ani
48. ^ a b Autostrada Sibiu – Pitești: CNAIR a semnat contractul pentru primul lot de autostradă din România care intră în zona de munte / Turcii de la MAPA au termen cinci ani și jumătate pentru lotul de 31 km
49. ^ "Primul tronson al autostrăzii A1 Sibiu - Pitești, de la Sibiu la Boița, se deschide mai devreme. Constructorul e din Austria". Stirileprotv.ro (in Romanian). Retrieved 2022-12-15.
50. ^ "Boc: Centura ocolitoare a Sibiului va fi gata la finele lui 2010". www.ziare.com (in Romanian). 26 August 2010. Retrieved 1 August 2015.
51. ^ "A fost semnat contractul pentru construcția variantei de ocolire a municipiului Sibiu la standard de autostradă" (PDF). www.cnadnr.ro (in Romanian). 16 May 2008. Retrieved 8 August 2015.
52. ^ "Consortiul Boegl–Geiger–Comtram a castigat licitatia pentru modernizarea centurii orasului Sibiu" (in Romanian). Hotnews. 24 April 2008. Retrieved 1 August 2015.
53. ^ "Vectra Service SRL – PD-L a câștigat centura Sibiului. Partea a doua" (in Romanian). Turnul Sfatului. 27 September 2009. Retrieved 1 August 2015.
54. ^ "Varianta de Ocolire a Municipiului Sibiu, Secțiunea 1 deschisă traficului" (PDF) (in Romanian). CNADNR. 1 December 2010. Retrieved 9 August 2015.
55. ^ "Varianta de Ocolire a Municipiului Sibiu, Secțiunea 2 deschisă traficului" (PDF) (in Romanian). CNADNR. 1 December 2010. Retrieved 9 August 2015.
56. ^ a b "Premierul Emil Boc a inaugurat centura ocolitoare a municipiului Sibiu" (in Romanian). Hotnews. 1 December 2010. Retrieved 1 August 2015.
57. ^ "Contract de Finanțare pentru Autostrada Orăștie-Sibiu" (PDF) (in Romanian). CNADNR. 21 October 2011. Retrieved 8 August 2015.
58. ^ "CNADNR a lansat licitația pentru 'Proiectare și execuție autostrada Orăștie-Sibiu, Loturile 1, 2, 3 și 4' și 'Proiectare și execuție autostrada Timișoara-Lugoj, Loturile 1 și 2'" (PDF) (in Romanian). CNADNR. 14 December 2010. Retrieved 9 August 2015.
59. ^ "Proiectarea și execuția autostrăzii Orăștie-Sibiu km 43+855 – km 65+96 finanțate de Uniunea Europeană" (PDF) (in Romanian). CNADNR. 20 May 2011. Archived from the original (PDF) on 23 September 2015. Retrieved 8 August 2015.
60. ^ "Proiectarea și execuția loturilor 1, 2 și 4 ale autostrăzii Orăștie-Sibiu sunt finanțate de Uniunea Europeană" (PDF). CNADNR. 7 June 2011. Archived from the original (PDF) on 23 September 2015. Retrieved 8 August 2015.
61. ^ a b c "Panglicile se îndepărtează de autostrăzile în lucru" (in Romanian). Capital. 4 June 2012. Retrieved 9 August 2015.
62. ^ "Deschiderea traficului rutier pe Autostrada Orăstie-Sibiu, Loturile I, II si IV" (PDF) (in Romanian). CNADNR. 19 December 2013. Archived from the original (PDF) on 23 September 2015. Retrieved 9 August 2015.
63. ^ a b "CNADNR: Circulația pe AUTOSTRADA Orăștie – Sibiu se DESCHIDE de JOI, 19 decembrie. Lotul 3, finalizat doar la sfârșitul anului viitor" (in Romanian). Alba24.ro. 15 December 2013. Retrieved 8 August 2015.
64. ^ "Comunicat de presă" (PDF) (in Romanian). CNADNR. 26 November 2014. Retrieved 9 August 2015.
65. ^ a b "AUTOSTRADA ORĂȘTIE-SIBIU : Din 14 noiembrie se va putea circula și pe cei 22 km dintre Cunța și Săliște" (in Romanian). Alba24.ro. 5 November 2014. Retrieved 8 August 2015.
66. ^ "Stadiul lucrarilor pe fiecare autostrada din Romania. Ce autostrada are sanse sa fie deschisa pana la finalul anului" (in Romanian). 11 November 2015. Retrieved 21 November 2015.
67. ^ "Autostrada pe nisipuri miscatoare" (in Romanian). Money.ro. 29 October 2014. Retrieved 8 August 2015.
68. ^ "Sibiu-Orăștie, autostrada greșelilor în lanț" (in Romanian). Digi24.ro. 22 July 2015. Retrieved 8 August 2015.
69. ^ "Povestea autostrazii care o ia la vale: Cum s-a ajuns ca Lotul 3 din A1 Orastie – Sibiu sa fie macinat de alunecari de teren, cat de serioase sunt riscurile pentru soferi si cum explica autoritatile problemele de la viaductul Aciliu" (in Romanian). Hotnews. 22 July 2015. Retrieved 8 August 2015.
70. ^ "Rus pe autostrada Sibiu – Orăștie: Pe 15 sau 16 noiembrie deschidem lotul 3. Mergem la vot pe autostradă!". Ora de Sibiu. 9 October 2014. Retrieved 8 August 2015.
71. ^ "CNADNR: italienii au lucrat foarte prost pe autostrada din Sibiu. Peste 300 de neconformități. Dar și-au primit banii" (in Romanian). Turnul Sfatului. 22 July 2015. Retrieved 8 August 2015.
72. ^ "TVR2 – Interview with CNADNR general manager Narcis Neaga". YouTube (in Romanian). 18 August 2015. Retrieved 6 September 2015.
73. ^ a b "Comunicat de Presă" (PDF) (in Romanian). CNADNR. 3 September 2015. Retrieved 6 September 2015.
74. ^ "Premiera absoluta: Romania inchide o autostrada la 9 luni dupa inaugurare. Cum pierd autoritatile 1,2 mld. EUR pentru drumuri" (in Romanian). ProTV. 3 September 2015. Retrieved 6 September 2015.
75. ^ "Comunicat de presă" (PDF) (in Romanian). CNADNR. 9 November 2015. Retrieved 1 December 2015.
76. ^ "Un an de la deschiderea circulației pe Săliște – Cunța. Și 69 de zile de la închidere" (in Romanian). Turnul Sfatului. 15 November 2015. Retrieved 21 November 2015.
77. ^ Victor Cozmei (15 March 2016), "Directorul Companiei de Drumuri: Repararea autostrazii demolate incepe in aprilie si va fi facuta de CNADNR – Infrastructura_Articole", HotNews.ro, retrieved 31 March 2016
78. ^ a b "Autostrada A1 Saliste-Cunta a fost redeschisa traficului, la peste un an de cand a fost inchisa si demolata partial - Hotnews Mobile".
79. ^ a b c "CNADNR a semnat cu Strabag un contract de 220 milioane de euro pentru constructia tronsonului de autostrada Deva-Orastie" (in Romanian). Hotnews.ro. 9 November 2010. Retrieved 9 August 2015.
80. ^ "CNADNR lansează procedura de achiziție publică de lucrări pentru "Construcția variantei de ocolire Deva-Orăștie la standard de autostradă – relicitare"" (PDF) (in Romanian). CNADNR. 16 September 2009. Retrieved 9 August 2015.
81. ^ "Anunt de participare în vederea atribuirii contractului "Constructia Variantei de Ocolire Deva – Orastie la standard de autostrada – relicitare"" (PDF) (in Romanian). CNADNR. 19 March 2010. Retrieved 9 August 2015.
82. ^ "Varianta de ocolire Deva-Orastie se finanteaza prin Fonduri ex-ISPA" (PDF) (in Romanian). CNADNR. 9 November 2010. Archived from the original (PDF) on 23 September 2015. Retrieved 9 August 2015.
83. ^ "COMUNICAT" (PDF) (in Romanian). CNADNR. 21 December 2012. Archived from the original (PDF) on 23 September 2015. Retrieved 9 August 2015.
84. ^ a b "CNADNR anunta deschiderea traficului pe sectiunea Simeria – Deva a tronsonului de autostrada Deva – Orastie" (in Romanian). Hotnews. 21 December 2012. Retrieved 9 August 2015.
85. ^ "Autostrada Deva – Orăstie finalizată prin fonduri ISPA" (PDF) (in Romanian). CNADNR. 30 May 2013. Archived from the original (PDF) on 23 September 2015. Retrieved 9 August 2015.
86. ^ a b "Inca 18 km din autostrada Deva-Orastie, deschisi circulatiei" (in Romanian). Hotnews. 30 May 2013. Retrieved 9 August 2015.
87. ^ "Studiu de fezabilitate final. Obiectiv: Lugoj – Deva" (in Romanian). CNADNR. April 2009. Retrieved 9 August 2015.
88. ^ "Execuția și proiectarea tronsoanelor Nădlac-Arad și Lugoj-Deva va dura 30 de luni" (PDF) (in Romanian). CNADNR. 13 December 2010. Retrieved 9 August 2015.
89. ^ "Contract de Finanțare pentru Autostrada Lugoj Dumbrava" (in Romanian). CNADNR. 2 December 2011. Retrieved 9 August 2015.
90. ^ "Proiectarea și execuția autostrăzii Lugoj-Deva km 0+000 – km 27+400 finanțate de Uniunea Europeană" (PDF) (in Romanian). CNADNR. 20 May 2011. Archived from the original (PDF) on 23 September 2015. Retrieved 9 August 2015.
91. ^ a b "Primul lot al Autostrazii Lugoj – Deva, deschis circulatiei in plina noapte, cu o intarziere de noua luni" (in Romanian). Hotnews. 23 December 2013. Retrieved 9 August 2015.
92. ^ "Drumul de legatura pentru descarcarea de pe Autostrada Lugoj – Deva" (in Romanian). Opinia Timisoarei. 24 December 2013. Retrieved 9 August 2015.
93. ^ "Bilantul autostrazilor la final de an" (in Romanian). Hotnews.ro. 30 December 2013. Retrieved 9 August 2015.
94. ^ "Comunicat de presă" (PDF) (in Romanian). CNADNR. 1 April 2012. Retrieved 9 August 2015.
95. ^ "Semnare contract Proiectare și execuție Autostrada Lugoj – Deva Lot 4" (PDF) (in Romanian). CNADNR. 31 July 2013. Archived from the original (PDF) on 23 September 2015. Retrieved 9 August 2015.
96. ^ "Loturile 2,3 și 4 ale tronsonului de autostradă Lugoj-Deva au fost atribuite în vederea începerii lucrărilor" (in Romanian). Agerpres. 23 May 2013. Archived from the original on 13 December 2013. Retrieved 9 August 2015.
97. ^ "Semnare contract "Proiectare și execu ie autostrada Lugoj – Deva, Lot 2, Km 27+620 – Km 56+220"" (PDF) (in Romanian). CNADNR. 31 October 2013. Archived from the original (PDF) on 23 September 2015. Retrieved 9 August 2015.
98. ^ "Semnare contract "Proiectare și execu ie autostrada Lugoj – Deva, Lot 3, Sectorul Dumbrava – Ilia: Km 56+220 – Km 77+361"" (PDF) (in Romanian). CNADNR. 31 October 2013. Archived from the original (PDF) on 23 September 2015. Retrieved 9 August 2015.
99. ^ "Au fost semnate contractele pentru constructia loturilor 2 si 3 din autostrada Lugoj – Deva" (in Romanian). TION. 23 October 2013. Retrieved 9 August 2015.
100. ^ "Pentru Autostrada Lugoj – Deva se cer tuneluri si viaducte noi" (in Romanian). TION. 23 December 2014. Retrieved 9 August 2015.
101. ^ "A1 Lugoj – Deva (Loturile 2,3,4) – Prima autostrada cu ecoducte pentru ursi, dar care s-a poticnit intr-un cimitir ilegal, o pestera cu lilieci si o halda de steril" (in Romanian). Hotnews. 11 February 2015. Retrieved 9 August 2015.
102. ^ "Image". imgur.con.
103. ^ "Pentru Autostrada Lugoj – Deva se cer tuneluri si viaducte noi".
104. ^ "Construcţia tunelurilor pentru urşi de pe autostrada Lugoj – Deva intră în faza de licitaţie. Vom avea două tuneluri forate de 2,13 kilometri".
105. ^ "Autostrada Lugoj - Deva: S-a deschis circulația pe lotul 3, cu restricții de 80 km/Oră FOTO Update". 23 December 2019.
106. ^ "CNAIR: Pe lotul 3 al autostrăzii Lugoj-Deva vor fi menținute restricțiile de viteză. Au fost ridicate doar "temporar" restricțiile de tonaj". 2020-05-27. Retrieved 2022-02-17.
107. ^ "Restricțiile de viteză pe lotul 3 al Autostrăzii Lugoj-Deva, ridicate de miercuri seară, după mai bine de un an". www.hotnews.ro (in Romanian). 2020-12-30. Retrieved 2022-02-17.
108. ^ "UMB va construi tunelurile lipsă de pe A1 Lugoj - Deva / Cursă contra-cronometru pentru a nu pierde banii din PNRR". monitorizari.hotnews.ro (in Romanian). Retrieved 2022-12-30.
109. ^ "Cum au fost "impartite" patru tronsoane de autostrada". Hotnews.ro. 12 April 2011.
110. ^ a b "Primul lot din autostrada Timișoara-Lugoj, deschis circulatiei". TION.ro. 23 October 2012. Archived from the original on 4 March 2016. Retrieved 23 October 2012.
111. ^ "Constructorii străini surclasați de "Regii Asfaltului". Umbrărescu vrea 291 mil. € pentru Lugoj-Deva". Capital.ro. 24 August 2012. Archived from the original on 27 August 2012. Retrieved 24 August 2012.
112. ^ "Cine a câștigat licitația pentru lotul 2 din autostrada Timișoara-Lugoj. Cât va costa lucrarea". Realitatea.net. 4 December 2013. Archived from the original on 4 December 2013. Retrieved 4 December 2013.
113. ^ a b "Se deschide traficul rutier pe Autostrada Timișoara – Lugoj" (in Romanian). Hotnews. 23 December 2015. Retrieved 25 December 2015.
114. ^ a b "Progresul Lucrarilor". Constructia autostrazii Arad – Timișoara (inclusiv varianta de ocolire Arad). Archived from the original on 7 March 2021. Retrieved 17 June 2013.
115. ^ a b c "Centura Aradului, deschisă și pe al doilea sens". Capital.ro. 6 June 2012. Archived from the original on 9 June 2012. Retrieved 12 June 2012.
116. ^ a b "Documentația de atribuire a contractului de servicii "Supervizare autostrada Nadlac – Arad si Drum de legatura"" (PDF). CNADNR. 23 March 2011. p. 54.
117. ^ "Panglicile se îndepărtează de autostrăzile în lucru". Capital.ro. 4 June 2012. Archived from the original on 27 August 2012. Retrieved 24 August 2012.
118. ^ "Autostrada Nădlac-Pecica a mai scăpat de o contestație. A început organizarea de șantier". Ziua de Vest. 14 January 2014. Archived from the original on 16 January 2014. Retrieved 14 January 2014.
119. ^ "Promisiunile ministrului Șova cu privire la finalizarea lucrărilor la autostrada Arad-Nădlac nu reflectă realitatea din teren" (in Romanian). Adevărul. 10 January 2014. Retrieved 11 January 2014.
120. ^ "Când vom circula pe AUTOSTRADĂ de la Nădlac pe Sibiu, în viziunea ministrului Dan Șova" (in Romanian). Capital. 29 July 2013. Archived from the original on 1 August 2013. Retrieved 14 January 2014.
121. ^ "Contractul cu Alpine pentru autostrada Nădlac-Arad, reziliat în secret". România Liberă. 22 July 2013. Archived from the original on 28 December 2013. Retrieved 19 November 2013.
122. ^ "Lotul Romstrade al autostrazii Arad – Nadlac, scos din nou la licitatie". Hotnews.ro. 10 April 2013.
123. ^ a b "Astaldi a câștigat un contract de 56 de milioane de euro pentru lotul 1 din autostrada Arad-Nădlac". Capital. 23 December 2013. Archived from the original on 28 December 2013. Retrieved 27 December 2013.
124. ^ "Ministrul Dan Șova a anunțat că lucrările la autostrada Arad – Nădlac vor fi finalizate anul viitor" (in Romanian). Adevărul. 1 November 2013. Retrieved 11 January 2014.
125. ^ "Archived copy" (PDF). Archived from the original (PDF) on 2014-07-27. Retrieved 2014-07-16.`{{cite web}}`: CS1 maint: archived copy as title (link)
126. ^ a b "O porţiune de 28 de kilometri din autostrada Nădlac-Arad a fost deschisă traficului".
127. ^ "Ungurii s-au apucat de autostrada care va lega România de Occident". Capital.ro. 11 July 2013. Archived from the original on 24 December 2013. Retrieved 21 December 2013.
128. ^ "Constructie Autostrada Nadlac – Arad". CNADNR. Retrieved 21 December 2013.
129. ^ "S-au unit autostrăzile între România și Ungaria". ARADON. Retrieved 2015-06-12.
130. ^ "Un tronson de 15 km din autostrada A1 Lugoj – Deva, deschis traficului rutier luni dupa-amiaza" (in Romanian). Hotnews. 6 March 2017. Retrieved 7 March 2017.
131. ^ "Autostrada de care Guvernului i-a fost rușine. Cei 22 de kilometri dintre Lugoj și Deva au fost dați în folosință fără ceremonie".
132. ^ "S-au semnat contractele pentru o secţiune din autostrada Piteşti-Sibiu, centura Bucureștiului şi metroul de Drumul Taberei. Ce a spus Cuc". 14 April 2019.
133. ^ "Autostrada Lugoj-Deva: A picat negocierea cu Salini pe tunelurile pentru urşi. Pretenţiile italienilor, considerate inacceptabile – surse". 10 January 2019.
134. ^ "VIDEO Autostrada Lugoj – Deva la final. Au loc ultimele retuşuri la nodul rutier de la Dobra şi la podul peste Mureş. Cum arată construcţia începută în 2014".

## External links

[edit]

Wikimedia Commons has media related to A1 motorway (Romania).

* Map of the Lugoj – Deva section, lots 2, 3 and 4, and lot 1
* Map of the Sibiu – Pitești section
* Motorways in Romania 2014–2020 (pdf file)
* CNADNR – Coridorul IV Nădlac – Constanța
* Description & collection of news articles about the A1 motorway

* v
* t
* e

Main roads in Romania

Motorways|

| In service|

* A0
* A1
* A2
* A3
* A4
* A6
* A7
* A10
* A11

|

Under construction|

* A0
* A1
* A3
* A7
* A8
* A11
* A13

Planned|

* A5
* A9
* A14

Expressways|

| In service|

* DEx12
* DEx16

|

Under construction|

* DEx4
* DEx6
* DEx12

Main national roads|

* DN1
* DN2
* DN3
* DN4
* DN5
* DN6
* DN7
* DNCB

Other national roads|

* DN1A
* DN1B
* DN10
* DN21
* DN28
* DN67C
* DN68A
* DN7C
* DN73
* DN73A

* v
* t
* e

Transport in Bucharest

Operators|

| Metro|

* Metrorex

|

Bus|

* STB
* STV
* Ecotrans STCM
* Regio Serv Transport

Tram and Trolleybus|

* STB

Mass transit|

|  Metro|

* M1
* M2
* M3
* M4
* M5
* M6 (planned)
* M7 (planned)
* List of Bucharest metro stations

|

Bus|

* Bus routes
* Night Buses

Tram|

* Tram routes
* Light rail

Trolleybus|

* Trolleybus routes

Rail|

| Stations|

* Bucharest North
* Basarab
* Băneasa
* Bucharest South/Cățelu
* Titan Sud
* Bucharest East/Obor [ro]
* Bucharest Carpați
* Bucharest Triaj
* Bucharest West
* Bucureștii Noi
* Pajura
* Pantelimon South
* Gara Progresul [ro]

|

Operators|

* Astra Trans Carpatic
* CFR Călători
* Regio Călători
* Softrans
* Transferoviar Călători

Roads|

|  Motorways|

* A0
* A1
* A2
* A3
* A5 (planned)

|

Expressways|

* DEx2 (planned)

National roads|

* DN1
* DN1A
* DN2
* DN3
* DN4
* DN5
* DN6
* DN7
* DNCB

Ring roads|

* Motorway A0
* National road DNCB

County roads|

* DJ200
* DJ200A
* DJ200B
* DJ300
* DJ301
* DJ301A
* DJ301B
* DJ401
* DJ401D
* DJ503
* DJ601
* DJ601A
* DJ602

Local roads|

* DC13
* DC18
* DC21
* DC22
* DC24
* DC27
* DC55
* DC77A
* DC101
* DC121
* DC122

European routes|

* E60
* E70
* E81
* E85

Air|

| Airports|

* Henri Coandă International Airport
* Aurel Vlaicu International Airport
* Clinceni Airfield (leisure and air-school)

|

Cycling|

* Cycling in Bucharest

Water|

* Colentina River: Lake Herăstrău (leisure boats only)
* Lacul Morii (water-sports only)
* Danube–Bucharest Canal (construction halted in 1990)

*[v]: View this template
*[t]: Discuss this template
*[e]: Edit this template