Building information modeling

Approach used to design and document building and infrastructure designs

"BIM" redirects here. For other uses, see Bim (disambiguation).

Building information model of a mechanical room developed from lidar data

Building information modeling  (BIM) is an approach involving the generation and management of digital representations of the physical and functional characteristics of buildings or other physical assets and facilities. BIM is supported by various tools, processes, technologies and contracts. Building information models (BIMs) are computer files (often but not always in proprietary formats and containing proprietary data) which can be extracted, exchanged or networked to support decision-making regarding a built asset. BIM software is used by individuals, businesses and government agencies who plan, design, construct, operate and maintain buildings and diverse physical infrastructures, such as water, refuse, electricity, gas, communication utilities, roads, railways, bridges, ports and tunnels.

The concept of BIM has been in development since the 1970s, but it only became an agreed term in the early 2000s. The development of standards and the adoption of BIM has progressed at different speeds in different countries. Developed by buildingSMART, Industry Foundation Classes (IFCs) – data structures for representing information – became an international standard, ISO 16739, in 2013, and BIM process standards developed in the United Kingdom from 2007 onwards formed the basis of an international standard, ISO 19650, launched in January 2019.

## History

[edit]

The concept of BIM has existed since the 1970s. The first software tools developed for modeling buildings emerged in the late 1970s and early 1980s, and included workstation products such as Chuck Eastman's Building Description System[1] and GLIDE, RUCAPS, Sonata, Reflex and Gable 4D Series.[2][3] The early applications, and the hardware needed to run them, were expensive, which limited widespread adoption.[4]

The pioneering role of applications such as RUCAPS, Sonata and Reflex has been recognized by Laiserin[5][unreliable source?] as well as the UK's Royal Academy of Engineering;[6] former GMW employee Jonathan Ingram worked on all three products.[4] What became known as BIM products differed from architectural drafting tools such as AutoCAD by allowing the addition of further information (time, cost, manufacturers' details, sustainability, and maintenance information, etc.) to the building model.[citation needed]

As Graphisoft had been developing such solutions for longer than its competitors, Laiserin regarded its ArchiCAD application as then "one of the most mature BIM solutions on the market."[7][unreliable source?] Following its launch in 1987, ArchiCAD became regarded by some as the first implementation of BIM,[8][9] as it was the first CAD product on a personal computer able to create both 2D and 3D geometry, as well as the first commercial BIM product for personal computers.[8][10][11] However, Graphisoft founder Gábor Bojár has acknowledged to Jonathan Ingram in an open letter, that Sonata "was more advanced in 1986 than ArchiCAD at that time", adding that it "surpassed already the matured definition of 'BIM' specified only about one and a half decade later".[12]

The term 'building model' (in the sense of BIM as used today) was first used in papers in the mid-1980s: in a 1985 paper by Simon Ruffle eventually published in 1986,[13] and later in a 1986 paper by Robert Aish[14] – then at GMW Computers Ltd, developer of RUCAPS software – referring to the software's use at London's Heathrow Airport.[15] The term 'Building Information Model' first appeared in a 1992 paper by G.A. van Nederveen and F. P. Tolman.[16]

However, the terms 'Building Information Model' and 'Building Information Modeling' (including the acronym "BIM") did not become popularly used until some 10 years later. Facilitating exchange and interoperability of information in digital format was variously with differing terminology: by Graphisoft as "Virtual Building" or "Single Building Model",[17] Bentley Systems as "Integrated Project Models", and by Autodesk or Vectorworks as "Building Information Modeling".[17] In 2002, Autodesk released a white paper entitled "Building Information Modeling,"[18] and other software vendors also started to assert their involvement in the field.[19][unreliable source?] By hosting contributions from Autodesk, Bentley Systems and Graphisoft, plus other industry observers, in 2003,[20][unreliable source?] Jerry Laiserin helped popularize and standardize the term as a common name for the digital representation of the building process.[21]

### Interoperability and BIM standards

[edit]

As some BIM software developers have created proprietary data structures in their software, data and files created by one vendor's applications may not work in other vendor solutions. To achieve interoperability between applications, neutral, non-proprietary or open standards for sharing BIM data among different software applications have been developed.

Poor software interoperability has long been regarded as an obstacle to industry efficiency in general and to BIM adoption in particular. In August 2004 a US National Institute of Standards and Technology (NIST) report conservatively estimated that $15.8 billion was lost annually by the U.S. capital facilities industry due to inadequate interoperability arising from "the highly fragmented nature of the industry, the industry’s continued paper-based business practices, a lack of standardization, and inconsistent technology adoption among stakeholders".[22]

An early BIM standard was the CIMSteel Integration Standard, CIS/2, a product model and data exchange file format for structural steel project information (CIMsteel: Computer Integrated Manufacturing of Constructional Steelwork). CIS/2 enables seamless and integrated information exchange during the design and construction of steel framed structures. It was developed by the University of Leeds and the UK's Steel Construction Institute in the late 1990s, with inputs from Georgia Tech, and was approved by the American Institute of Steel Construction as its data exchange format for structural steel in 2000.[23]

BIM is often associated with Industry Foundation Classes (IFCs) and aecXML – data structures for representing information – developed by buildingSMART. IFC is recognised by the ISO and has been an international standard, ISO 16739, since 2013.[24] OpenBIM is an initiative by buildingSMART that promotes open standards and interoperability. Based on the IFC standard, it allows vendor-neutral BIM data exchange. OpenBIM standards also include BIM Collaboration Format (BCF) for issue tracking and Information Delivery Specification (IDS) for defining model requirements.[25]

Construction Operations Building information exchange (COBie) is also associated with BIM. COBie was devised by Bill East of the United States Army Corps of Engineers in 2007,[26] and helps capture and record equipment lists, product data sheets, warranties, spare parts lists, and preventive maintenance schedules. This information is used to support operations, maintenance and asset management once a built asset is in service.[27] In December 2011, it was approved by the US-based National Institute of Building Sciences as part of its National Building Information Model (NBIMS-US) standard.[28] COBie has been incorporated into software, and may take several forms including spreadsheet, IFC, and ifcXML. In early 2013 BuildingSMART was working on a lightweight XML format, COBieLite, which became available for review in April 2013.[29] In September 2014, a code of practice regarding COBie was issued as a British Standard: BS 1192-4.[30]

In January 2019, ISO published the first two parts of ISO 19650, providing a framework for building information modelling, based on process standards developed in the United Kingdom. UK BS and PAS 1192 specifications form the basis of further parts of the ISO 19650 series, with parts on asset management (Part 3) and security management (Part 5) published in 2020.[31]

The IEC/ISO 81346 series for reference designation has published 81346-12:2018,[32] also known as RDS-CW (Reference Designation System for Construction Works). The use of RDS-CW offers the prospect of integrating BIM with complementary international standards based classification systems being developed for the Power Plant sector.[33]

## Definition

[edit]

ISO 19650-1:2018 defines BIM as:

Use of a shared digital representation of a built asset to facilitate design, construction and operation processes to form a reliable basis for decisions.[34]

The US National Building Information Model Standard Project Committee has the following definition:

Building Information Modeling (BIM) is a digital representation of physical and functional characteristics of a facility. A BIM is a shared knowledge resource for information about a facility forming a reliable basis for decisions during its life-cycle; defined as existing from earliest conception to demolition.[35]

Traditional building design was largely reliant upon two-dimensional technical drawings (plans, elevations, sections, etc.). Building information modeling extends the three primary spatial dimensions (width, height and depth), incorporating information about time (so-called 4D BIM),[36] cost (5D BIM),[37] asset management, sustainability, etc. BIM therefore covers more than just geometry. It also covers spatial relationships, geospatial information, quantities and properties of building components (for example, manufacturers' details), and enables a wide range of collaborative processes relating to the built asset from initial planning through to construction and then throughout its operational life.

BIM authoring tools present a design as combinations of "objects" – vague and undefined, generic or product-specific, solid shapes or void-space oriented (like the shape of a room), that carry their geometry, relations, and attributes. BIM applications allow extraction of different views from a building model for drawing production and other uses. These different views are automatically consistent, being based on a single definition of each object instance.[38] BIM software also defines objects parametrically; that is, the objects are defined as parameters and relations to other objects so that if a related object is amended, dependent ones will automatically also change.[38] Each model element can carry attributes for selecting and ordering them automatically, providing cost estimates as well as material tracking and ordering.[38]

For the professionals involved in a project, BIM enables a virtual information model to be shared by the design team (architects, landscape architects, surveyors, civil, structural and building services engineers, etc.), the main contractor and subcontractors, and the owner/operator. Each professional adds discipline-specific data to the shared model – commonly, a 'federated' model which combines several different disciplines' models into one.[39] Combining models enables visualisation of all models in a single environment, better coordination and development of designs, enhanced clash avoidance and detection, and improved time and cost decision-making.[39]

### BIM wash

[edit]

"BIM wash" or "BIM washing" is a term sometimes used to describe inflated, and/or deceptive, claims of using or delivering BIM services or products.[40][41][42]

## Usage throughout the asset life cycle

[edit]

Use of BIM goes beyond the planning and design phase of a project, extending throughout the life cycle of the asset. The supporting processes of building lifecycle management include cost management, construction management, project management, facility operation and application in green building.

### Common Data Environment

[edit]

A 'Common Data Environment' (CDE) is defined in ISO 19650 as an:

Agreed source of information for any given project or asset, for collecting, managing and disseminating each information container through a managed process.[43]

A CDE workflow describes the processes to be used while a CDE solution can provide the underlying technologies. A CDE is used to share data across a project or asset lifecycle, supporting collaboration across a whole project team. The concept of a CDE overlaps with enterprise content management, ECM, but with a greater focus on BIM issues.

### Management of building information models

[edit]

Building information models span the whole concept-to-occupation time-span. To ensure efficient management of information processes throughout this span, a BIM manager might be appointed. The BIM manager is retained by a design build team on the client's behalf from the pre-design phase onwards to develop and to track the object-oriented BIM against predicted and measured performance objectives, supporting multi-disciplinary building information models that drive analysis, schedules, take-off and logistics.[44][45] Companies are also now considering developing BIMs in various levels of detail, since depending on the application of BIM, more or less detail is needed, and there is varying modeling effort associated with generating building information models at different levels of detail.[46]

### BIM in construction management

[edit]

Participants in the building process are constantly challenged to deliver successful projects despite tight budgets, limited staffing, accelerated schedules, and limited or conflicting information. The significant disciplines such as architectural, structural and MEP designs should be well-coordinated, as two things can't take place at the same place and time. BIM additionally is able to aid in collision detection, identifying the exact location of discrepancies.

The BIM concept envisages virtual construction of a facility prior to its actual physical construction, in order to reduce uncertainty, improve safety, work out problems, and simulate and analyze potential impacts.[47][unreliable source?] Sub-contractors from every trade can input critical information into the model before beginning construction, with opportunities to pre-fabricate or pre-assemble some systems off-site. Waste can be minimised on-site and products delivered on a just-in-time basis rather than being stock-piled on-site.[47]

Quantities and shared properties of materials can be extracted easily. Scopes of work can be isolated and defined. Systems, assemblies and sequences can be shown in a relative scale with the entire facility or group of facilities. BIM also prevents errors by enabling conflict or 'clash detection' whereby the computer model visually highlights to the team where parts of the building (e.g.:structural frame and building services pipes or ducts) may wrongly intersect.

### BIM in facility operation and asset management

[edit]

BIM can bridge the information loss associated with handing a project from design team, to construction team and to building owner/operator, by allowing each group to add to and reference back to all information they acquire during their period of contribution to the BIM model. Enabling an effective handover of information from design and construction (including via IFC or COBie) can thus yield benefits to the facility owner or operator.[48] BIM-related processes relating to longer-term asset management are also covered in ISO-19650 Part 3.[31]

For example, a building owner may find evidence of a water leak in a building. Rather than exploring the physical building, the owner may turn to the model and see that a water valve is located in the suspect location. The owner could also have in the model the specific valve size, manufacturer, part number, and any other information ever researched in the past, pending adequate computing power. Such problems were initially addressed by Leite and Akinci when developing a vulnerability representation of facility contents and threats for supporting the identification of vulnerabilities in building emergencies.[49]

Operational BIM 2D floor plan view in a mobile device

Dynamic information about the building, such as sensor measurements and control signals from the building systems, can also be incorporated within software to support analysis of building operation and maintenance.[50] As such, BIM in facility operation can be related to internet of things approaches;[51] rapid access to data may also be aided by use of mobile devices (smartphones, tablets) and machine-readable RFID tags or barcodes;[52] while integration and interoperability with other business systems - CAFM, ERP, BMS, IWMS, etc - can aid operational reuse of data.

There have been attempts at creating information models for older, pre-existing facilities. Approaches include referencing key metrics such as the Facility Condition Index (FCI), or using 3D laser-scanning surveys and photogrammetry techniques (separately or in combination) or digitizing traditional building surveying methodologies by using mobile technology to capture accurate measurements and operation-related information about the asset that can be used as the basis for a model. Trying to retrospectively model a building constructed in, say 1927, requires numerous assumptions about design standards, building codes, construction methods, materials, etc, and is, therefore, more complex than building a model during design.

One of the challenges to the proper maintenance and management of existing facilities is understanding how BIM can be utilized to support a holistic understanding and implementation of building management practices and "cost of ownership" principles that support the full product lifecycle of a building.  An American National Standard entitled APPA 1000 – Total Cost of Ownership for Facilities Asset Management incorporates BIM to factor in a variety of critical requirements and costs over the life-cycle of the building, including but not limited to: replacement of energy, utility, and safety systems; continual maintenance of the building exterior and interior and replacement of materials; updates to design and functionality; and recapitalization costs.[53]

### BIM in green building

[edit]

Main article: Building information modeling in green building

BIM in green building, or "green BIM", is a process that can help architecture, engineering and construction firms to improve sustainability in the built environment. It can allow architects and engineers to integrate and analyze environmental issues in their design over the life cycle of the asset.[54] In the ERANet projects EPC4SES [55] and FinSESCo projects worked on the digital representation of the energy demand of the building. The nucleus is the XML from issuing Energy Performance Certificates, amended by roof data to be able to retrieve the position and size of PV or PV/T.

## International developments

[edit]

This section needs to be updated. Please help update this article to reflect recent events or newly available information. (January 2022)

|

### Asia

[edit]

#### China

[edit]

China began its exploration on informatisation in 2001. The Ministry of Construction announced BIM was as the key application technology of informatisation in "Ten new technologies of construction industry" (by 2010).[56] The Ministry of Science and Technology (MOST) clearly announced BIM technology as a national key research and application project in "12th Five-Year" Science and Technology Development Planning. Therefore, the year 2011 was described as "The First Year of China's BIM".[57]

#### Hong Kong

[edit]

In 2006 the Hong Kong Housing Authority introduced BIM,[58] and then set a target of full BIM implementation in 2014/2015. BuildingSmart Hong Kong was inaugurated in Hong Kong SAR in late April 2012.[59] The Government of Hong Kong mandates the use of BIM for all government projects over HK$30M since 1 January 2018.[60]

#### India

[edit]

India Building Information Modelling Association (IBIMA) is a national-level society that represents the entire Indian BIM community.[61] In India BIM is also known as VDC: Virtual Design and Construction. Due to its population and economic growth, India has an expanding construction market. In spite of this, BIM usage was reported by only 22% of respondents in a 2014 survey.[62] In 2019, government officials said BIM could help save up to 20% by shortening construction time, and urged wider adoption by infrastructure ministries.[63]

#### Iran

[edit]

The Iran Building Information Modeling Association (IBIMA) was founded in 2012 by professional engineers from five universities in Iran, including the Civil and Environmental Engineering Department at Amirkabir University of Technology.[64] While it is not currently active, IBIMA aims to share knowledge resources to support construction engineering management decision-making.[65][66]

#### Malaysia

[edit]

BIM implementation is targeted towards BIM Stage 2 by the year 2020 led by the Construction Industry Development Board (CIDB Malaysia). Under the Construction Industry Transformation Plan (CITP 2016–2020),[67] it is hoped more emphasis on technology adoption across the project life-cycle will induce higher productivity.

#### Singapore

[edit]

The Building and Construction Authority (BCA) has announced that BIM would be introduced for architectural submission (by 2013), structural and M&E submissions (by 2014) and eventually for plan submissions of all projects with gross floor area of more than 5,000 square meters by 2015. The BCA Academy is training students in BIM.[68]

#### Japan

[edit]

The Ministry of Land, Infrastructure and Transport (MLIT) has announced "Start of BIM pilot project in government building and repairs" (by 2010).[69] Japan Institute of Architects (JIA) released the BIM guidelines (by 2012), which showed the agenda and expected effect of BIM to architects.[70] MLIT announced " BIM will be mandated for all of its public works from the fiscal year of 2023, except those having particular reasons". The works subject to WTO Government Procurement Agreement shall comply with the published ISO standards related to BIM such as ISO19650 series as determined by the Article 10 (Technical Specification) of the Agreement.

#### South Korea

[edit]

Small BIM-related seminars and independent BIM effort existed in South Korea even in the 1990s. However, it was not until the late 2000s that the Korean industry paid attention to BIM. The first industry-level BIM conference was held in April 2008, after which, BIM has been spread very rapidly. Since 2010, the Korean government has been gradually increasing the scope of BIM-mandated projects. McGraw Hill published a detailed report in 2012 on the status of BIM adoption and implementation in South Korea.[71]

#### United Arab Emirates

[edit]

Dubai Municipality issued a circular (196) in 2014 mandating BIM use for buildings of a certain size, height or type. The one page circular initiated strong interest in BIM and the market responded in preparation for more guidelines and direction. In 2015 the Municipality issued another circular (207) titled 'Regarding the expansion of applying the (BIM) on buildings and facilities in the emirate of Dubai' which made BIM mandatory on more projects by reducing the minimum size and height requirement for projects requiring BIM. This second circular drove BIM adoption further with several projects and organizations adopting UK BIM standards as best practice. In 2016, the UAE's Quality and Conformity Commission set up a BIM steering group to investigate statewide adoption of BIM.[72]

### Europe

[edit]

#### Austria

[edit]

Austrian standards for digital modeling are summarized in the ÖNORM A 6241, published on 15 March 2015. The ÖNORM A 6241-1 (BIM Level 2), which replaced the ÖNORM A 6240-4, has been extended in the detailed and executive design stages, and corrected in the lack of definitions. The ÖNORM A 6241-2 (BIM Level 3) includes all the requirements for the BIM Level 3 (iBIM).[73]

#### Czech Republic

[edit]

The Czech BIM Council, established in May 2011, aims to implement BIM methodologies into the Czech building and designing processes, education, standards and legislation.[74]

#### Estonia

[edit]

In Estonia digital construction cluster (Digitaalehituse Klaster) was formed in 2015 to develop BIM solutions for the whole life-cycle of construction.[75] The strategic objective of the cluster is to develop an innovative digital construction environment as well as VDC new product development, Grid and e-construction portal to increase the international competitiveness and sales of Estonian businesses in the construction field. The cluster is equally co-funded by European Structural and Investment Funds through Enterprise Estonia and by the members of the cluster with a total budget of 600 000 euros for the period 2016–2018.

#### France

[edit]

The French arm of buildingSMART, called Mediaconstruct (existing since 1989), is supporting digital transformation in France. A building transition digital plan – French acronym PTNB – was created in 2013 (mandated since 2015 to 2017 and under several ministries). A 2013 survey of European BIM practice showed France in last place, but, with government support, in 2017 it had risen to third place with more than 30% of real estate projects carried out using BIM.[76] PTNB was superseded in 2018 by Plan BIM 2022,[77] administered by an industry body, the Association for the Development of Digital in Construction (AND Construction), founded in 2017, and supported by a digital platform, KROQI,[78] developed and launched in 2017 by CSTB (France's Scientific and Technical Centre for Building).[79]

#### Germany

[edit]

In December 2015, the German minister for transport Alexander Dobrindt announced a timetable for the introduction of mandatory BIM for German road and rail projects from the end of 2020.[80] Speaking in April 2016, he said digital design and construction must become standard for construction projects in Germany, with Germany two to three years behind The Netherlands and the UK in aspects of implementing BIM.[81] BIM was piloted in many areas of German infrastructure delivery and in July 2022 Volker Wissing, Federal Minister for Digital and Transport, announced that, from 2025, BIM will be used as standard in the construction of federal trunk roads in addition to the rail sector.[82]

#### Ireland

[edit]

In November 2017, Ireland's Department for Public Expenditure and Reform launched a strategy to increase use of digital technology in delivery of key public works projects, requiring the use of BIM to be phased in over the next four years.[83]

#### Italy

[edit]

Through the new D.l. 50, in April 2016 Italy has included into its own legislation several European directives including 2014/24/EU on Public Procurement. The decree states among the main goals of public procurement the "rationalization of designing activities and of all connected verification processes, through the progressive adoption of digital methods and electronic instruments such as Building and Infrastructure Information Modelling".[84][85] A norm in 8 parts is also being written to support the transition: UNI 11337-1, UNI 11337-4 and UNI 11337-5 were published in January 2017, with five further chapters to follow within a year.

In early 2018 the Italian Ministry of Infrastructure and Transport issued a decree (DM 01/12/17) creating a governmental BIM Mandate compelling public client organisations to adopt a digital approach by 2025, with an incremental obligation which will start on 1 January 2019.[86][87]

#### Lithuania

[edit]

Lithuania is moving towards adoption of BIM infrastructure by founding a public body "Skaitmeninė statyba" (Digital Construction), which is managed by 13 associations. Also, there is a BIM work group established by Lietuvos Architektų Sąjunga (a Lithuanian architects body). The initiative intends Lithuania to adopt BIM, Industry Foundation Classes (IFC) and National Construction Classification as standard. An international conference "Skaitmeninė statyba Lietuvoje" (Digital Construction in Lithuania) has been held annually since 2012.

#### The Netherlands

[edit]

On 1 November 2011, the Rijksgebouwendienst, the agency within the Dutch Ministry of Housing, Spatial Planning and the Environment that manages government buildings, introduced the Rgd BIM Standard,[88] which it updated on 1 July 2012.

#### Norway

[edit]

In Norway BIM has been used increasingly since 2008. Several large public clients require use of BIM in open formats (IFC) in most or all of their projects. The Government Building Authority bases its processes on BIM in open formats to increase process speed and quality, and all large and several small and medium-sized contractors use BIM. National BIM development is centred around the local organisation, buildingSMART Norway which represents 25% of the Norwegian construction industry.[citation needed]

#### Poland

[edit]

BIMKlaster (BIM Cluster) is a non-governmental, non-profit organisation established in 2012 with the aim of promoting BIM development in Poland.[89] In September 2016, the Ministry of Infrastructure and Construction began a series of expert meetings concerning the application of BIM methodologies in the construction industry.[90]

#### Portugal

[edit]

Created in 2015 to promote the adoption of BIM in Portugal and its normalisation, the Technical Committee for BIM Standardisation, CT197-BIM, has created the first strategic document for construction 4.0 in Portugal, aiming to align the country's industry around a common vision, integrated and more ambitious than a simple technology change.[91]

#### Russia

[edit]

The Russian government has approved a list of the regulations that provide the creation of a legal framework for the use of information modeling of buildings in construction and encourages the use of BIM in government projects.[92]

#### Slovakia

[edit]

The BIM Association of Slovakia, "BIMaS", was established in January 2013 as the first Slovak professional organisation focused on BIM. Although there are neither standards nor legislative requirements to deliver projects in BIM, many architects, structural engineers and contractors, plus a few investors are already applying BIM. A Slovak implementation strategy created by BIMaS and supported by the Chamber of Civil Engineers and Chamber of Architects has yet to be approved by Slovak authorities due to their low interest in such innovation.[93]

#### Spain

[edit]

A July 2015 meeting at Spain's Ministry of Infrastructure [Ministerio de Fomento] launched the country's national BIM strategy, making BIM a mandatory requirement on public sector projects with a possible starting date of 2018.[94] Following a February 2015 BIM summit in Barcelona, professionals in Spain established a BIM commission (ITeC) to drive the adoption of BIM in Catalonia.[95]

#### Switzerland

[edit]

Since 2009 through the initiative of buildingSmart Switzerland, then 2013, BIM awareness among a broader community of engineers and architects was raised due to the open competition for Basel's Felix Platter Hospital[96] where a BIM coordinator was sought. BIM has also been a subject of events by the Swiss Society for Engineers and Architects, SIA.[97]

#### United Kingdom

[edit]

In May 2011 UK Government Chief Construction Adviser Paul Morrell called for BIM adoption on UK government construction projects.[98] Morrell also told construction professionals to adopt BIM or be "Betamaxed out".[99] In June 2011 the UK government published its BIM strategy,[100] announcing its intention to require collaborative 3D BIM (with all project and asset information, documentation and data being electronic) on its projects by 2016. Initially, compliance would require building data to be delivered in a vendor-neutral 'COBie' format, thus overcoming the limited interoperability of BIM software suites available on the market. The UK Government BIM Task Group led the government's BIM programme and requirements,[101] including a free-to-use set of UK standards and tools that defined 'level 2 BIM'.[102] In April 2016, the UK Government published a new central web portal as a point of reference for the industry for 'level 2 BIM'.[103] The work of the BIM Task Group then continued under the stewardship of the Cambridge-based Centre for Digital Built Britain (CDBB),[104] announced in December 2017 and formally launched in early 2018.[105]

Outside of government, industry adoption of BIM since 2016 has been led by the UK BIM Alliance,[106] an independent, not-for-profit, collaboratively-based organisation formed to champion and enable the implementation of BIM, and to connect and represent organisations, groups and individuals working towards digital transformation of the UK's built environment industry. In November 2017, the UK BIM Alliance merged with the UK and Ireland chapter of BuildingSMART.[107] In October 2019, CDBB, the UK BIM Alliance[a] and the BSI Group launched the UK BIM Framework. Superseding the BIM levels approach, the framework describes an overarching approach to implementing BIM in the UK, giving free guidance on integrating the international ISO 19650 series of standards into UK processes and practice.[109]

National Building Specification (NBS) has published research into BIM adoption in the UK since 2011, and in 2020 published its 10th annual BIM report.[110] In 2011, 43% of respondents had not heard of BIM; in 2020 73% said they were using BIM.[110]

### North America

[edit]

#### Canada

[edit]

BIM is not mandatory in Canada.[111] Several organizations support BIM adoption and implementation in Canada: the Canada BIM Council (CANBIM, founded in 2008),[112] the Institute for BIM in Canada,[113] and buildingSMART Canada (the Canadian chapter of buildingSMART International).[114] Public Services and Procurement Canada (formerly Public Works and Government Services Canada) is committed to using non-proprietary or "OpenBIM" BIM standards and avoids specifying any specific proprietary BIM format. Designers are required to use the international standards of interoperability for BIM (IFC).[115]

#### United States

[edit]

Architectural BIM Modeling of Clinton Public Library, USA

The Associated General Contractors of America and US contracting firms have developed various working definitions of BIM that describe it generally as:

an object-oriented building development tool that utilizes 5-D modeling concepts, information technology and software interoperability to design, construct and operate a building project, as well as communicate its details.[116]

Although the concept of BIM and relevant processes are being explored by contractors, architects and developers alike, the term itself has been questioned and debated[117] with alternatives including Virtual Building Environment (VBE) also considered. Unlike some countries such as the UK, the US has not adopted a set of national BIM guidelines, allowing different systems to remain in competition.[118] In 2021, the National Institute of Building Sciences (NIBS) looked at applying UK BIM experiences to developing shared US BIM standards and processes. The US National BIM Standard had largely been developed through volunteer efforts; NIBS aimed to create a national BIM programme to drive effective adoption at a national scale.[119]

BIM is seen to be closely related to Integrated Project Delivery (IPD) where the primary motive is to bring the teams together early on in the project.[120] A full implementation of BIM also requires the project teams to collaborate from the inception stage and formulate model sharing and ownership contract documents.

The American Institute of Architects has defined BIM as "a model-based technology linked with a database of project information",[3] and this reflects the general reliance on database technology as the foundation. In the future, structured text documents such as specifications may be able to be searched and linked to regional, national, and international standards.

### Africa

[edit]

#### Nigeria

[edit]

BIM has the potential to play a vital role in the Nigerian AEC sector. In addition to its potential clarity and transparency, it may help promote standardization across the industry. For instance, Utiome[121] suggests that, in conceptualizing a BIM-based knowledge transfer framework from industrialized economies to urban construction projects in developing nations, generic BIM objects can benefit from rich building information within specification parameters in product libraries, and used for efficient, streamlined design and construction. Similarly, an assessment of the current 'state of the art' by Kori[122] found that medium and large firms were leading the adoption of BIM in the industry. Smaller firms were less advanced with respect to process and policy adherence. There has been little adoption of BIM in the built environment due to construction industry resistance to changes or new ways of doing things. The industry is still working with conventional 2D CAD systems in services and structural designs, although production could be in 3D systems. There is virtually no utilisation of 4D and 5D systems.

BIM Africa Initiative, primarily based in Nigeria, is a non-profit institute advocating the adoption of BIM across Africa.[123] Since 2018, it has been engaging with professionals and the government towards the digital transformation of the built industry.[124][125] Produced annually by its research and development committee, the African BIM Report gives an overview of BIM adoption across the African continent.[126]

#### South Africa

[edit]

The South African BIM Institute, established in May 2015, aims to enable technical experts to discuss digital construction solutions that can be adopted by professionals working within the construction sector. Its initial task was to promote the SA BIM Protocol.[127]

There are no mandated or national best practice BIM standards or protocols in South Africa. Organisations implement company-specific BIM standards and protocols at best (there are isolated examples of cross-industry alliances).[citation needed]

### Oceania

[edit]

#### Australia

[edit]

In February 2016, Infrastructure Australia recommended: "Governments should make the use of Building Information Modelling (BIM) mandatory for the design of large-scale complex infrastructure projects. In support of a mandatory rollout, the Australian Government should commission the Australasian Procurement and Construction Council, working with industry, to develop appropriate guidance around the adoption and use of BIM; and common standards and protocols to be applied when using BIM".[128]

#### New Zealand

[edit]

In 2015, many projects in the rebuilding of Christchurch were being assembled in detail on a computer using BIM well before workers set foot on the site. The New Zealand government started a BIM acceleration committee, as part of a productivity partnership with the goal of 20 per cent more efficiency in the construction industry by 2020.[129] Today, BIM use is still not mandated in the country while several challenges have been identified for its implementation in the country.[130] However, members of the AEC industry and academia have developed a national BIM handbook providing definitions, case studies and templates.[131]

## Purposes or dimensionality

[edit]

Some purposes or uses of BIM may be described as 'dimensions'. However, there is little consensus on definitions beyond 5D. Some organisations dismiss the term; for example, the UK Institution of Structural Engineers does not recommend using nD modelling terms beyond 4D, adding "cost (5D) is not really a 'dimension'."[132][133]

### 3D

[edit]

3D BIM, an acronym for three-dimensional building information modeling, refers to the graphical representation of an asset's geometric design, augmented by information describing attributes of individual components. 3D BIM work may be undertaken by professional disciplines such as architectural, structural, and MEP,[134][135] and the use of 3D models enhances coordination and collaboration between disciplines. A 3D virtual model can also be created by creating a point cloud of the building or facility using laser scanning technology.[136][137]

### 4D

[edit]

4D BIM Construction Simulation

4D BIM, an acronym for 4-dimensional building information modeling, refers to the intelligent linking of individual 3D CAD components or assemblies with time- or scheduling-related information.[36][138] The term 4D refers to the fourth dimension: time, i.e. 3D plus time.[37]

4D modelling enables project participants (architects, designers, contractors, clients) to plan, sequence the physical activities, visualise the critical path of a series of events, mitigate the risks, report and monitor progress of activities through the lifetime of the project.[139][140][141] 4D BIM enables a sequence of events to be depicted visually on a time line that has been populated by a 3D model, augmenting traditional Gantt charts and critical path (CPM) schedules often used in project management.[142][143][144][145][146][147][148][149] Construction sequences can be reviewed as a series of problems using 4D BIM, enabling users to explore options, manage solutions and optimize results.

As an advanced construction management technique, it has been used by project delivery teams working on larger projects.[150][151][152] 4D BIM has traditionally been used for higher end projects due to the associated costs, but technologies are now emerging that allow the process to be used by laymen or to drive processes such as manufacture.[153][154][155][2][156]

### 5D

[edit]

5D BIM, an acronym for 5-dimensional building information modeling refers to the intelligent linking of individual 3D components or assemblies with time schedule (4D BIM) constraints[141] and then with cost-related information.[157] 5D models enable participants to visualise construction progress and related costs over time.[139][158] This BIM-centric project management technique has potential to improve management and delivery of projects of any size or complexity.[159]

In June 2016, McKinsey & Company identified 5D BIM technology as one of five big ideas poised to disrupt construction. It defined 5D BIM as "a five-dimensional representation of the physical and functional characteristics of any project. It considers a project’s time schedule and cost in addition to the standard spatial design parameters in 3-D."[160]

### 6D

[edit]

6D BIM, an acronym for 6-dimensional building information modeling, is sometimes used to refer to the intelligent linking of individual 3D components or assemblies with all aspects of project life-cycle management information.[161][162][163] However, there is less consensus about the definition of 6D BIM; it is also sometimes used to cover use of BIM for sustainability purposes.[133]

In the project life cycle context, a 6D model is usually delivered to the owner when a construction project is finished. The "As-Built" BIM model is populated with relevant building component information such as product data and details, maintenance/operation manuals, cut sheet specifications, photos, warranty data, web links to product online sources, manufacturer information and contacts, etc. This database is made accessible to the users/owners through a customized proprietary web-based environment. This is intended to aid facilities managers in the operation and maintenance of the facility.[164]

The term is less commonly used in the UK and has been replaced with reference to the Asset Information Requirements (AIR) and an Asset Information Model (AIM) as specified in BS EN ISO 19650-3:2020.[165]

## See also

[edit]

* Data model
* Design computing
* Digital twin (the physical manifestation instrumented and connected to the model)
* BCF
* GIS
* Digital Building Logbook
* Landscape design software
* Lean construction
* List of BIM software
* Macro BIM
* Open-source 3D file formats
* OpenStreetMap
* Pre-fire planning
* System information modelling
* Whole Building Design Guide
* Facility management (or Building management)
* Building automation (and Building management systems)
* Xeokit

## Notes

[edit]

1. ^ In October 2022, the UK BIM Alliance rebranded as 'nima'.[108]

## References

[edit]

1. ^ Eastman, Charles; Fisher, David; Lafue, Gilles; Lividini, Joseph; Stoker, Douglas; Yessios, Christos (September 1974). An Outline of the Building Description System. Institute of Physical Planning, Carnegie-Mellon University. Archived from the original on 13 December 2013. Retrieved 13 December 2013.
2. ^ a b Eastman, Chuck; Tiecholz, Paul; Sacks, Rafael; Liston, Kathleen (2008). BIM Handbook: a Guide to Building Information Modeling for owners, managers, designers, engineers, and contractors (1st ed.). Hoboken, New Jersey: John Wiley. pp. xi–xii. ISBN 9780470185285.
3. ^ Eastman, Chuck; Tiecholz, Paul; Sacks, Rafael; Liston, Kathleen (2011). BIM Handbook: A Guide to Building Information Modeling for Owners, Managers, Designers, Engineers and Contractors (2nd ed.). Hoboken, New Jersey: John Wiley. pp. 36–37. ISBN 9780470541371.
4. ^ a b Miller, Kasper (January–February 2022). "Exploring BIM's hidden past". AEC Magazine. Retrieved 9 February 2022.
5. ^ Laiserin, J. (2003) "LaiserinLetterLetters Archived 2017-08-02 at the Wayback Machine" (see Laiserin's comment to letter from John Mullan), The Laiserin Letter, 6 January 2003.
6. ^ "Prince Philip Medal for engineer behind revolution in Building Information Modelling (22 June 2016)". Royal Academy of Engineering. RAEng. Archived from the original on 25 June 2016. Retrieved 22 July 2016.
7. ^ Laiserin, J. (2003) "Graphisoft on BIM Archived 2017-07-04 at the Wayback Machine", The Laiserin Letter, 20 January 2003.
8. ^ a b Lincoln H. Forbes, Syed M. Ahmed, (2010) Modern Construction: Lean Project Delivery and Integrated Practices, CRC Press.
9. ^ Cinti Luciani, S. Garagnani, R. Mingucci (2012) "BIM tools and design intent. Limitations and opportunities", in K. Kensek, J. Peng, Practical BIM 2012 – Management, Implementation, Coordination and Evaluation, Los Angeles
10. ^ Quirk, Vanessa (7 December 2012). "A Brief History of BIM". Arch Daily. Archived from the original on 14 October 2017. Retrieved 14 July 2015.
11. ^ M. Dobelis (2013), "Drawbacks of BIM concept adoption", in the 12th International Conference on Engineering Graphics, BALTGRAF 2013, 5–7 June 2013, Riga, Latvia
12. ^ In Appendix 6: Letter to the author, p. 281, Ingram, Jonathan (2020). Understanding BIM: The Past, Present and Future. Abingdon: Routledge. ISBN 9780367244187..
13. ^ Ruffle S. (1986) "Architectural design exposed: from computer-aided-drawing to computer-aided-design" Environments and Planning B: Planning and Design 1986 March 7 pp 385-389. Abstract
14. ^ Aish, R. (1986) "Building Modelling: The Key to Integrated Construction CAD" CIB 5th International Symposium on the Use of Computers for Environmental Engineering related to Building, 7–9 July.
15. ^ cited by Laiserin, Jerry (2008), Foreword to Eastman, C., et al (2008), op cit, p.xii
16. ^ Van Nederveen, G.A.; Tolman, F.P. (1992). "Modelling multiple views on buildings". Automation in Construction. 1 (3): 215–24\. doi:10.1016/0926-5805(92)90014-B.
17. ^ a b Day, Martyn (February 2022). "What next for AEC software?". AEC Magazine. Retrieved 25 February 2022.
18. ^ "Autodesk (2002). Building Information Modeling. San Rafael, CA, Autodesk, Inc" (PDF). laiserin.com. Archived (PDF) from the original on 14 July 2015. Retrieved 8 April 2014.
19. ^ Laiserin, J. (2002) "Comparing Pommes and Naranjas Archived 2017-07-29 at the Wayback Machine", The Laiserin Letter, 16 December 2002.
20. ^ Laiserin, J. (2003) "The BIM Page Archived 2015-07-08 at the Wayback Machine", The Laiserin Letter.
21. ^ Laiserin, in his foreword to Eastman, et al (2008, op cit) disclaimed he had coined the term, adding "it is my opinion that the historical record ... shows that Building Information Modeling was not an innovation attributable solely to any individual or entity." (p.xiii)
22. ^ Gallaher, Michael P.; O'Connor, Alan C.; Dettbarn, John L.; Gilday, Linda T. (August 2004). Cost Analysis of Inadequate Interoperability in the U.S. Capital Facilities Industry. National Institute of Standards and Technology. p. iv. doi:10.6028/NIST.GCR.04-867.
23. ^ "SteelVis (aka CIS/2 Viewer)". NIST. 20 May 2011. Archived from the original on 19 June 2020. Retrieved 25 May 2020.
24. ^ "IFC4 poised for wider reach as ISO 16739 launched" (PDF). IFC4 Special. BuildingSmart International. March 2013. Archived (PDF) from the original on 15 September 2020. Retrieved 25 May 2020.
25. ^ What is Open BIM and What Are Its Advantages Over Closed BIM?, ArchDaily 2 June 2022. Retrieved 5 April 2024.
26. ^ East, E. William. "Construction Operation Building Information Exchange". USACE ERDC. Archived from the original on 8 April 2013. Retrieved 8 October 2012.
27. ^ East, William. "Corps of Engineers Pilots COBie". Building Sciences Monthly e-Newsletter. NIBS. Archived from the original on 9 June 2015. Retrieved 8 October 2012.
28. ^ "CERL's COBie is National Institute of Building Sciences Approved". Engineer Research & Development Center. ERDC. Archived from the original on 12 December 2012. Retrieved 8 October 2012.
29. ^ East, Bill. "COBieLite: A lightweight XML format for COBie data". National Institute of Building Sciences. Archived from the original on 6 May 2013. Retrieved 27 April 2013.
30. ^ "BS 1192-4:2014 Collaborative production of information. Fulfilling employer's information exchange requirements using COBie. Code of practice". Archived from the original on 15 September 2020. Retrieved 26 May 2020.
31. ^ a b "ISO releases new set of standards for BIM". Geospatial World. 23 January 2019. Archived from the original on 15 September 2020. Retrieved 25 May 2020.
32. ^ "IEC 81346-12:2018 Abstract". Archived from the original on 15 September 2020. Retrieved 25 August 2020.
33. ^ "ISO Standards under Development". Archived from the original on 10 August 2020. Retrieved 25 August 2020.
34. ^ British Standards Institution (2019) BS EN ISO 19650: Organisation and digitisation of information about buildings and civil engineering works, including building information modelling – Information management using building information modelling, London: BSI
35. ^ "Frequently Asked Questions About the National BIM Standard-United States – National BIM Standard – United States". Nationalbimstandard.org. Archived from the original on 16 October 2014. Retrieved 17 October 2014.
36. ^ a b "4D BIM or Simulation-Based Modeling". structuremag.org. Archived from the original on 30 May 2012. Retrieved 9 January 2016.
37. ^ a b "ASHRAE Introduction to BIM, 4D and 5D". cadsoft-consult.com. Archived from the original on 3 April 2013. Retrieved 29 May 2012.
38. ^ a b c Eastman, Chuck (August 2009). "What is BIM?". Archived from the original on 26 October 2019. Retrieved 24 January 2008.
39. ^ a b McPartland, Richard (11 September 2017). "What is a federated Building Information Model?". NBS: Knowledge. NBS. Archived from the original on 15 September 2020. Retrieved 26 May 2020.
40. ^ "Understanding BIM Wash". BIM Thinkspace. 6 June 2011. Retrieved 25 February 2012.
41. ^ "Green-Washing and Cloud-Washing – Terms you must know relative to BIM – Not to mention BIM-Washing". buildinginformationmanagement.wordpress.com. 12 December 2011. Retrieved 25 February 2012.
42. ^ *Will we have to get used to "BIM Washing"?
43. ^ ISO 19650-1:2018, p. 3.3.15.
44. ^ [1] Archived 12 November 2009 at the Wayback Machine
45. ^ "Senate Properties modeling guidelines". Gsa.gov. Archived from the original on 26 February 2012. Retrieved 17 October 2014.
46. ^ Leite, Fernanda; Akcamete, Asli; Akinci, Burcu; Atasoy, Guzide; Kiziltas, Semiha (2011). "Analysis of modeling effort and impact of different levels of detail in building information models". Automation in Construction. 20 (5): 601–9\. doi:10.1016/j.autcon.2010.11.027. hdl:11511/35062.
47. ^ a b Smith, Deke (2007). "An Introduction to Building Information Modeling (BIM)" (PDF). Journal of Building Information Modeling: 12–4\. Archived from the original (PDF) on 13 October 2011. Retrieved 25 January 2012.
48. ^ Kelly, Graham (25 April 2018). "Back to Basics – The What, How and Why of BIM and FM". BIM Plus. Retrieved 8 January 2024.
49. ^ Leite, Fernanda; Akinci, Burcu (2012). "Formalized Representation for Supporting Automated Identification of Critical Assets in Facilities during Emergencies Triggered by Failures in Building Systems". Journal of Computing in Civil Engineering. 26 (4): 519. doi:10.1061/(ASCE)CP.1943-5487.0000171.
50. ^ Liu, Xuesong; Akinci, Burcu (2009). "Requirements and Evaluation of Standards for Integration of Sensor Data with Building Information Models". In Caldas, Carlos H.; O'Brien, William J. (eds.). Computing in Civil Engineering. pp. 95–104\. doi:10.1061/41052(346)10. ISBN 978-0-7844-1052-3.
51. ^ Shu Tang, Dennis R. Shelden, Charles M. Eastman, Pardis Pishdad-Bozorgi, Xinghua Gao (2019), "A review of building information modeling (BIM) and the internet of things (IoT) devices integration: Present status and future trends," Automation in Construction, Volume 101, pp 127-139, https://doi.org/10.1016/j.autcon.2019.01.020.
52. ^ Costin, A.M., Teizer, J. "Fusing passive RFID and BIM for increased accuracy in indoor localization". Visualization in Engineering. 3, 17 (2015). https://doi.org/10.1186/s40327-015-0030-6
53. ^ Thiemer, Ana (January–February 2022). "APPA Total Cost of Ownership: The Link to Excellence through Data". Facilities Manager. Retrieved 8 January 2024.
54. ^ Maltese, Sebastiano; Tagliabue, Lavinia C.; Cecconi, Fulvio Re; Pasini, Daniela; Manfren, Massimiliano; Ciribini, Angelo L.C. (1 January 2017). "Sustainability Assessment through Green BIM for Environmental, Social and Economic Efficiency". Procedia Engineering. 180: 520–530\. doi:10.1016/j.proeng.2017.04.211. hdl:11311/1027035. ISSN 1877-7058.
55. ^ https://eranet-smartenergysystems.eu/global/images/cms/Content/Fact Sheets/ERANetSES_ProjectFactSheet_RegSys2018_EPC4SES.pdf Project Sheet
56. ^ "Ministry of Construction -- china.org.cn". china.org.cn. Archived from the original on 29 March 2018. Retrieved 9 December 2018.
57. ^ "Ministry of Science and Technology of the People's Republic of China". most.gov.cn. Archived from the original on 6 December 2018. Retrieved 9 December 2018.
58. ^ "Building Information Modelling | Hong Kong Housing Authority and Housing Department". Hong Kong Housing Authority. Retrieved 25 January 2022.
59. ^ "About bSHK". Archived from the original on 29 January 2019. Retrieved 28 January 2019.
60. ^ Government of the Hong Kong SAR (2017). "Adoption of Building Information Modelling for Capital Works Projects in Hong Kong" (PDF). Development Bureau. Archived (PDF) from the original on 8 November 2018. Retrieved 8 November 2018.
61. ^ "India BIM Association". IBIMA. Retrieved 20 October 2022.
62. ^ "Sawhney, Anil et al. (2014). State of BIM Adoption and Outlook in India (English). RICS School of the Built Environment, Amity University. Noida, Uttar Pradesh" (PDF). Archived (PDF) from the original on 15 December 2014. Retrieved 17 October 2014.
63. ^ Haidar, Faizan (27 December 2019). "Government backs new tech to speed up infra work". The Economic Times. Archived from the original on 17 October 2020. Retrieved 15 October 2020.
64. ^ "IRAN Building Information Modeling Association (IBIMA), Tehran, IRAN". Ibima.ir. Archived from the original on 21 October 2014. Retrieved 17 October 2014.
65. ^ Hosseini, Reza; Azari, Ehsan; Tivendale, Linda; Chileshe, Nicholas. "Building Information Modeling (BIM) in Iran: An Exploratory Study (April 2016)". Researchgate. Retrieved 4 December 2016.
66. ^ Hosseini, Reza; Azari, Ehsan; Tivendale, Linda; Chileshe, Nicholas. "Barriers to adoption of building information modeling (BIM) in Iran: Preliminary results (September 2016)". Researchgate. Retrieved 4 December 2016.
67. ^ CITP. "CITP". citp.my. Archived from the original on 11 March 2016. Retrieved 12 February 2016.
68. ^ BuildSmart Archived 2013-11-02 at the Wayback Machine (BCA magazine), December 2011.
69. ^ "Ministry of Land, Infrastructure, Transport and Tourism". mlit.go.jp. Archived from the original on 10 December 2018. Retrieved 9 December 2018.
70. ^ "English Site｜The Japan Institute of Architects". jia.or.jp. Archived from the original on 14 December 2018. Retrieved 9 December 2018.
71. ^ "Lee, G., J. Lee, et al. (2012). 2012 Business Value of BIM in South Korea (English). SmartMarket Report. Bedford, MA, McGraw Hill Construction". Analyticstore.construction.com. Archived from the original on 15 February 2013. Retrieved 17 October 2014.
72. ^ "BIM Summit 2015 calls for greater co-operation". Construction Week Online. ConstructionWeekOnline.com. 6 December 2015. Archived from the original on 13 December 2015. Retrieved 6 December 2015.
73. ^ "Building information modelling (BIM)". austrian-standards.at. Archived from the original on 11 March 2016. Retrieved 22 March 2016.
74. ^ "Czech BIM Council". The BIM Hub. Archived from the original on 22 December 2016. Retrieved 19 December 2016.
75. ^ "cluster of digital construction". digitaalehitus.ee. Archived from the original on 5 June 2016. Retrieved 5 June 2016.
76. ^ "BIM and France". 26 November 2018. Archived from the original on 22 November 2021. Retrieved 22 November 2021.
77. ^ Nicolas, Julie (20 November 2018). "Le PTNB est mort, vive le Plan BIM 2022". Le Moniteur. Archived from the original on 22 November 2021. Retrieved 22 November 2021.
78. ^ "KROQi Web Platform". Global BIM. Archived from the original on 22 November 2021. Retrieved 22 November 2021.
79. ^ "Multi-scale BIM for all". CSTB. Archived from the original on 22 November 2021. Retrieved 22 November 2021.
80. ^ White, Jack (16 December 2015). "BIM mandate for transport projects in Germany confirmed for 2020". BIM Crunch. Archived from the original on 14 January 2016. Retrieved 17 December 2015.
81. ^ "BIM must become standard for construction in Germany says minister". The BIM Hub. Archived from the original on 4 June 2016. Retrieved 18 April 2016.
82. ^ "Federal cabinet decides on digitization measures to speed up planning and approval". Ministry for Digital Affairs and Transport. 6 July 2022. Retrieved 8 August 2022.
83. ^ "Government Strategy to Increase use of Digital Technology in Key Public Works Projects Launched". National Development Plan, 2018 – 2027. Department of Public Expenditure and Reform. 21 November 2017. Archived from the original on 30 July 2018. Retrieved 30 July 2018.
84. ^ D.lgs. 50/2016, art. 23 com. 1 lett. h
85. ^ DECRETO LEGISLATIVO 18 aprile 2016, n. 50 Archived 2021-01-25 at the Wayback Machine Gazzetta Ufficiale. Retrieved: 3 December 2021.
86. ^ Ciribini, Angelo; De Giuda, Giuseppe; Valaguzza, Sara (21 March 2018). "UK PROCUREMENT FRAMEWORK INFORMS ITALY'S MOVE TO MANDATE BIM". BIM Plus. Archived from the original on 21 March 2018. Retrieved 22 March 2018.
87. ^ "Decreto Ministeriale numero 560 del 01/12/2017 | mit". mit.gov.it. Archived from the original on 19 January 2019. Retrieved 20 January 2019.
88. ^ "Vastgoed van en voor het Rijk". Rgd.nl. 14 May 2013. Archived from the original on 6 March 2013. Retrieved 17 October 2014.
89. ^ "BIMKlaster". BIMKlaster.org.pl. Archived from the original on 26 February 2017. Retrieved 24 February 2017.
90. ^ KPMG and Arup. "Building Information Modeling: Ekspertyza dotycząca możliwości wdrożenia metodyki BIM w Polsce ("Building Information Modeling. Expertise concerning the possibility of implementing BIM methodology in Poland")" (PDF). MIB.gov.pl. Archived (PDF) from the original on 20 February 2017. Retrieved 24 February 2017.
91. ^ Aguiar Costa, Antonio (4 December 2016). "Construction 4.0 in Portugal". Construction Manager: BIM+. Archived from the original on 5 December 2016. Retrieved 6 December 2016.
92. ^ Shubin, Nikolai (2015) Possibilities of BIM in Russia Archived 2019-04-14 at the Wayback Machine. Accessed: 14 April 2021.
93. ^ BIMaS.sk Archived 2021-11-10 at the Wayback Machine, BIMaS website. Accessed: 4 September 2015.
94. ^ Knutt, Elaine (16 July 2015). "Spain launches BIM strategy with pencilled-in 2018 mandate". Construction Manager: BIMplus. Archived from the original on 3 August 2015. Retrieved 20 August 2015.
95. ^ "La Comissió Construïm el Futur (transl: The Commission Building the Future)". ITeC. Archived from the original on 8 July 2017. Retrieved 7 July 2017.
96. ^ [2] Archived 10 November 2013 at the Wayback Machine
97. ^ "jahrestagung 2013 – sia – schweizerischer ingenieur- und architektenverein". sia – schweizerischer ingenieur- und architektenverein. Archived from the original on 10 November 2013. Retrieved 17 October 2014.
98. ^ "BIM Roundtable Discussion". Thenbs.com. Archived from the original on 22 October 2014. Retrieved 17 October 2014.
99. ^ "Adopt bim or be 'Betamaxed out' says Morrell". Building Design. Archived from the original on 22 October 2014. Retrieved 17 October 2014.
100. ^ "Modern Built Environment – innovateuk". Ktn.innovateuk.org. Retrieved 17 October 2014.
101. ^ "BIM Task Group – A UK Government Initiative". Bimtaskgroup.org. Archived from the original on 17 October 2014. Retrieved 17 October 2014.
102. ^ "The level-2 BIM package". BIM Task Group. Archived from the original on 18 May 2015. Retrieved 17 October 2014.
103. ^ "BIM Level 2". BSI Group. Archived from the original on 5 April 2016. Retrieved 19 April 2016.
104. ^ "What Was the UK BIM Task Group?". BIM Level 2. Archived from the original on 19 July 2019. Retrieved 19 July 2019.
105. ^ Williamson, Jonny (1 December 2017). "£5.4m to launch 'Centre for Digital Built Britain'". The Manufacturer. Archived from the original on 19 July 2019. Retrieved 19 July 2019.
106. ^ "UK BIM Alliance". ukbimalliance.org. Archived from the original on 19 November 2017. Retrieved 17 November 2017.
107. ^ "UK BIM Alliance and buildingSMART to merge". BIM plus. CIOB. 5 November 2017. Archived from the original on 21 January 2019. Retrieved 21 January 2019.
108. ^ Stanton, Justin (3 October 2022). "Nima: UK BIM Alliance puts information management first with new name, new approach". BIM plus. Retrieved 18 October 2022.
109. ^ "UK BIM Alliance, BSI & CDBB launch UK BIM Framework". PBC Today. 17 October 2019. Archived from the original on 8 June 2020. Retrieved 19 May 2020.
110. ^ a b "NBS' 10th National BIM Report". NBS. Archived from the original on 8 June 2020. Retrieved 1 June 2020.
111. ^ "BIM can transform the Canadian construction and design industry - constructconnect.com". Daily Commercial News. 18 October 2019. Retrieved 2 February 2023.
112. ^ "Canada BIM Council". Archived from the original on 26 July 2013. Retrieved 1 July 2013.
113. ^ "Institute for BIM in Canada (IBC)". Archived from the original on 1 October 2015. Retrieved 29 September 2015.
114. ^ "buildingSMART Canada". Archived from the original on 1 October 2015. Retrieved 22 September 2015.
115. ^ Public Services and Procurement Canada, Doing Business with PWGSC: Documentation and Deliverables Manual, updated 31 January 2019, accessed 28 January 2024
116. ^ "The Future Is Now! Building Information Modeling (BIM)" (PDF). necanet.org. Archived (PDF) from the original on 14 April 2021. Retrieved 14 April 2021.
117. ^ "AECbytes Archived Articles". Aecbytes.com. Archived from the original on 21 October 2014. Retrieved 17 October 2014.
118. ^ Shapiro, Gideon Fink (2 May 2014). "Setting a Standard in Building Information Modeling (Architect Magazine)". architectmagazine.com. Archived from the original on 22 March 2018. Retrieved 21 March 2018.
119. ^ "UK helps US with BIM adoption". BIM Plus. 16 February 2021. Archived from the original on 17 February 2021. Retrieved 18 February 2021.
120. ^ AIA, C.C., A working Definition: Integrated Project Delivery. 2007, McGraw Hill Construction[page needed]
121. ^ Utiome, Erezi, Drogemuller, Robin, & Docherty, Michael (2014). "BIM-based lifecycle planning and specifications for sustainable cities of the future : a conceptual approach" Archived 2015-01-13 at the Wayback Machine
122. ^ Kori, S. (2013). Toward Adoption of Building Information Modelling in the Nigeria AEC industry. MSc, University of Salford, Manchester.
123. ^ "BIM Africa | Advocating the adoption of BIM across Africa". Archived from the original on 5 December 2019. Retrieved 5 December 2019.
124. ^ "Driving digital transformation in West African construction sector". Archived from the original on 5 December 2019. Retrieved 5 December 2019.
125. ^ "BIM to enhance building capacity, create business opportunities nationwide – Fashola Archived 2019-12-05 at the Wayback Machine" (28 November 2019) The Sun, Nigeria. Accessed: 11 September 2020.
126. ^ "The African BIM Report". BIM Africa. Archived from the original on 5 December 2019. Retrieved 5 December 2019.
127. ^ "BIM Institute | Africa's voice for Building Information Modelling (BIM)". Archived from the original on 16 August 2016. Retrieved 19 August 2016.
128. ^ "Infrastructure Australia recommend BIM mandate for large-scale projects". BIM Crunch. 17 February 2016. Archived from the original on 27 August 2016. Retrieved 16 August 2016.
129. ^ New Zealand Herald, Tuesday 14 April 2015
130. ^ Ma, Lijun; Lovreglio, Ruggiero; Yi, Wen; Yiu, Tak Wing; Shan, Ming (18 February 2022). "Barriers and strategies for building information modelling implementation: a comparative study between New Zealand and China". International Journal of Construction Management. 23 (12): 2067–2076\. doi:10.1080/15623599.2022.2040076. ISSN 1562-3599.
131. ^ "BIMinNZ". BIMinNZ. Retrieved 13 March 2024.
132. ^ "BIM guidance part 1: Introduction to BIM". Institution of Structural Engineers. IStructE. 24 April 2020. Archived from the original on 3 August 2020. Retrieved 27 May 2020.
133. ^ a b "An Introduction to Building Information Modelling". Institution of Structural Engineers. IStructE. 23 February 2021. Archived from the original on 5 May 2021. Retrieved 5 May 2021.
134. ^ "What is BIM". Archived from the original on 24 March 2022. Retrieved 27 November 2021.
135. ^ "BIM Dimensions". Archived from the original on 2 June 2022. Retrieved 21 May 2022.
136. ^ "The Basics of MEP 3D Scanning: Point Clouds and BIM Models". Retrieved 8 May 2016.
137. ^ "BIM Guide For 3D Imaging" (PDF). gsa.gov. General Services Administration. 12 January 2009. Archived (PDF) from the original on 19 April 2021.
138. ^ Mills, Fred. "What is 4D BIM?". TheB1M.com. The B1M Limited. Archived from the original on 7 March 2019. Retrieved 2 February 2016.
139. ^ a b "NIBS BIM Initiatives". wbdg.org. Archived from the original on 13 May 2016. Retrieved 29 May 2012.
140. ^ "Interactive 4D-CAD by Kathleen McKinney, Jennifer Kim, Martin Fischer, Craig Howard" (PDF). stanford.edu. Archived (PDF) from the original on 21 August 2010. Retrieved 29 May 2012.
141. ^ a b "Introduction to 4D Research by Martin Fischer". stanford.edu. Archived from the original on 26 November 2016. Retrieved 29 May 2012.
142. ^ "GSA Web Site". Archived from the original on 12 November 2009. Retrieved 29 May 2012.
143. ^ "4D BIM: The Evolution of Construction Scheduling". Archived from the original on 8 June 2013. Retrieved 29 May 2012.
144. ^ "4D BIM Modeling: Improve Cost, Scheduling and Coordination of Building Project". architecturalevangelist.com. Archived from the original on 30 December 2014. Retrieved 29 May 2012.
145. ^ "Rethinking Construction – 10 years on?". construction-student.co.uk. Archived from the original on 1 March 2014. Retrieved 29 May 2012.
146. ^ "Towards 5D CAD – Dynamic Cost and Resource Planning for Specialist Contractors by William O'Brien". asce.org. Archived from the original on 12 January 2013. Retrieved 29 May 2012.
147. ^ "4D construction simulation". Archived from the original on 8 June 2013. Retrieved 29 May 2012.
148. ^ "A case study on constructing 3D / 4D BIM models from 2D drawings and paper-based documents using a school building project by S L Fan, S C Kang, S H Hsieh, Y H Chen, C H Wu, J R Juang". Archived from the original on 4 January 2013. Retrieved 29 May 2012.
149. ^ "Building Information Modeling (BIM) Guidelines and Standards for Architects, Engineers, and Contractors" (PDF). Archived (PDF) from the original on 12 September 2012. Retrieved 29 May 2012.
150. ^ "Trends of 4D CAD applications for construction planning by David Heesom and Lamine Mahdjoubi". psu.edu. Archived from the original on 9 April 2016. Retrieved 29 May 2012.
151. ^ "Using 4D CAD and Immersive Virtual Environments to Improve Construction Planning by Sai Yerrapathruni, John I. Messner, Anthony J. Baratta and Michael J. Horman" (PDF). psu.edu. Archived from the original (PDF) on 26 June 2013. Retrieved 29 May 2012.
152. ^ "4D CAD Application Examples and Directions for Development in Civil Engineering Projects by Joong-Min Kwak, Gwang-Yeol Choi, Nam-Jin Park, Hwa-Jin Seo and Leen-Seok Kang" (PDF). ipedr.com. Archived (PDF) from the original on 4 July 2016. Retrieved 29 May 2012.
153. ^ "4D BIM from Vico website". vicosoftware.com. Archived from the original on 10 June 2016. Retrieved 29 May 2012.
154. ^ "Management Pracitices in Construction by Mohammad kasirossafar". ci-asce.org. Archived from the original on 16 June 2013. Retrieved 29 May 2012.
155. ^ Issa, Raymond; Flood, I.; O'Brien, W. (January 2003). 4d CAD and Visualization in Construction: Developments and Applications by Raja R. A. Issa, Ian Flood, William J. O'Brien. CRC Press. ISBN 9780203971123. Archived from the original on 18 April 2021. Retrieved 29 May 2012.
156. ^ Zeigler, Bernard P.; Hammonds, Phillip E. (21 August 2007). Modeling & Simulation-Based Data Engineering: Introducing Pragmatics into Ontologies for Net-Centric Information Exchange by Bernard P. Zeigler (Author), Phillip E. Hammonds (Author). Elsevier Science. ISBN 978-0123725158.
157. ^ "ASHRAE Introduction to BIM, 4D and 5D". cadsoft-consult.com. Archived from the original on 3 April 2013. Retrieved 29 May 2012.
158. ^ "5D BIM from Vico website". vicosoftware.com. Archived from the original on 19 May 2012. Retrieved 29 May 2012.
159. ^ Mills, Fred. "What is 5D BIM? Archived 2019-04-01 at the Wayback Machine". www.TheB1M.com. The B1M Limited. Retrieved 8 April 2016
160. ^ "Imagining construction's digital future". McKinsey & Company. Archived from the original on 10 September 2019. Retrieved 27 August 2017.
161. ^ "4D, 5D, 6D BIM". 5 March 2010. Archived from the original on 20 June 2013. Retrieved 29 May 2012.
162. ^ "Building Information Modelling". Archived from the original on 10 May 2012. Retrieved 29 May 2012.
163. ^ "6D BIM from Vico website". vicosoftware.com. Archived from the original on 19 May 2012. Retrieved 29 May 2012.
164. ^ "Building Information Modelling enters mainstream UK construction market". BSI and BIS. Archived from the original on 9 June 2020. Retrieved 29 May 2012.
165. ^ "Information management according to BS EN ISO 19650 Guidance Part 3 Operational phase of the asset life-cycle" (PDF). UK BIM Framework. Archived (PDF) from the original on 5 May 2021. Retrieved 5 May 2021.

## Further reading

[edit]

* Kensek, Karen (2014). Building Information Modeling, Routledge. ISBN 978-0-415-71774-8
* Kensek, Karen and Noble, Douglas (2014). Building Information Modeling: BIM in Current and Future Practice, Wiley. ISBN 978-1-118-76630-9
* Eastman, Chuck; Teicholz, Paul; Sacks, Rafael; Liston, Kathleen (2011). 'BIM Handbook: A Guide to Building Information Modeling for Owners, Managers, Designers, Engineers, and Contractors (2 ed.). John Wiley. ISBN 978-0-470-54137-1.
* Lévy, François (2011). BIM in Small-Scale Sustainable Design, Wiley. ISBN 978-0470590898
* Weygant, Robert S. (2011) BIM Content Development: Standards, Strategies, and Best Practices, Wiley. ISBN 978-0-470-58357-9
* Hardin, Brad (2009). Martin Viveros (ed.). BIM and Construction Management: Proven Tools, Methods and Workflows. Sybex. ISBN 978-0-470-40235-1.
* Smith, Dana K. and Tardif, Michael (2009). Building Information Modeling: A Strategic Implementation Guide for Architects, Engineers, Constructors, and Real Estate Asset Managers, Wiley. ISBN 978-0-470-25003-7
* Underwood, Jason, and Isikdag, Umit (2009). Handbook of Research on Building Information Modeling and Construction Informatics: Concepts and Technologies, Information Science Publishing. ISBN 978-1-60566-928-1
* Krygiel, Eddy and Nies, Brad (2008). Green BIM: Successful Sustainable Design with Building Information Modeling, Sybex. ISBN 978-0-470-23960-5
* Kymmell, Willem (2008). Building Information Modeling: Planning and Managing Construction Projects with 4D CAD and Simulations, McGraw-Hill Professional. ISBN 978-0-07-149453-3
* Jernigan, Finith (2007). BIG BIM little bim. 4Site Press. ISBN 978-0-9795699-0-6.

* v
* t
* e

Building information modeling (BIM)

Software|

| Current|

* Allplan
* Archicad
* AutoCAD
* Autodesk Revit
* BricsCAD
* cadwork
* CodeBook
* DDS-CAD
* Digital Project
* FINE MEP
* FreeCAD°
* MicroStation
* Navisworks
* OpenStudio
* RFEM
* Tekla BIMsight
* Tekla Structures
* Trimble SketchUp
* Vectorworks
* VisualARQ

|

Historic|

* Gable CAD
* Reflex
* RUCAPS
* Sonata

Companies|

* Autodesk
* Bentley Systems
* BuildingSMART
* Cadwork informatik AG
* Glodon
* GRAITEC
* Nemetschek
* Data Design System
* Graphisoft
* Vectorworks
* Open Design Alliance
* Trimble
* Tekla

Related topics|

* 3D BIM
* 4D BIM
* 5D BIM
* 6D BIM
* BIM Task Group
* Centre for Digital Built Britain
* Computer-aided design
* COBie
* Geometric modeling kernel
* Industry Foundation Classes
* BIM Collaboration Format
* Raster image processor

Italics = discontinued • ° = Open-source software
List: software •  Category

* v
* t
* e

Heating, ventilation, and air conditioning

Fundamental
concepts|

* Air changes per hour (ACH)
* Bake-out
* Building envelope
* Convection
* Dilution
* Domestic energy consumption
* Enthalpy
* Fluid dynamics
* Gas compressor
* Heat pump and refrigeration cycle
* Heat transfer
* Humidity
* Infiltration
* Latent heat
* Noise control
* Outgassing
* Particulates
* Psychrometrics
* Sensible heat
* Stack effect
* Thermal comfort
* Thermal destratification
* Thermal mass
* Thermodynamics
* Vapour pressure of water

Technology|

* Absorption-compression heat pump
* Absorption refrigerator
* Air barrier
* Air conditioning
* Antifreeze
* Automobile air conditioning
* Autonomous building
* Building insulation materials
* Central heating
* Central solar heating
* Chilled beam
* Chilled water
* Constant air volume (CAV)
* Coolant
* Cross ventilation
* Dedicated outdoor air system (DOAS)
* Deep water source cooling
* Demand controlled ventilation (DCV)
* Displacement ventilation
* District cooling
* District heating
* Electric heating
* Energy recovery ventilation (ERV)
* Firestop
* Forced-air
* Forced-air gas
* Free cooling
* Heat recovery ventilation (HRV)
* Hybrid heat
* Hydronics
* Ice storage air conditioning
* Kitchen ventilation
* Mixed-mode ventilation
* Microgeneration
* Passive cooling
* Passive daytime radiative cooling
* Passive house
* Passive ventilation
* Radiant heating and cooling
* Radiant cooling
* Radiant heating
* Radon mitigation
* Refrigeration
* Renewable heat
* Room air distribution
* Solar air heat
* Solar combisystem
* Solar cooling
* Solar heating
* Thermal insulation
* Thermosiphon
* Underfloor air distribution
* Underfloor heating
* Vapor barrier
* Vapor-compression refrigeration (VCRS)
* Variable air volume (VAV)
* Variable refrigerant flow (VRF)
* Ventilation
* Water heat recycling

Components|

* Air conditioner inverter
* Air door
* Air filter
* Air handler
* Air ionizer
* Air-mixing plenum
* Air purifier
* Air source heat pump
* Attic fan
* Automatic balancing valve
* Back boiler
* Barrier pipe
* Blast damper
* Boiler
* Centrifugal fan
* Ceramic heater
* Chiller
* Condensate pump
* Condenser
* Condensing boiler
* Convection heater
* Compressor
* Cooling tower
* Damper
* Dehumidifier
* Duct
* Economizer
* Electrostatic precipitator
* Evaporative cooler
* Evaporator
* Exhaust hood
* Expansion tank
* Fan
* Fan coil unit
* Fan filter unit
* Fan heater
* Fire damper
* Fireplace
* Fireplace insert
* Freeze stat
* Flue
* Freon
* Fume hood
* Furnace
* Gas compressor
* Gas heater
* Gasoline heater
* Grease duct
* Grille
* Ground-coupled heat exchanger
* Ground source heat pump
* Heat exchanger
* Heat pipe
* Heat pump
* Heating film
* Heating system
* HEPA
* High efficiency glandless circulating pump
* High-pressure cut-off switch
* Humidifier
* Infrared heater
* Inverter compressor
* Kerosene heater
* Louver
* Mechanical room
* Oil heater
* Packaged terminal air conditioner
* Plenum space
* Pressurisation ductwork
* Process duct work
* Radiator
* Radiator reflector
* Recuperator
* Refrigerant
* Register
* Reversing valve
* Run-around coil
* Sail switch
* Scroll compressor
* Solar chimney
* Solar-assisted heat pump
* Space heater
* Smoke canopy
* Smoke damper
* Smoke exhaust ductwork
* Thermal expansion valve
* Thermal wheel
* Thermostatic radiator valve
* Trickle vent
* Trombe wall
* TurboSwing
* Turning vanes
* Ultra-low particulate air (ULPA)
* Whole-house fan
* Windcatcher
* Wood-burning stove
* Zone valve

Measurement
and control|

* Air flow meter
* Aquastat
* BACnet
* Blower door
* Building automation
* Carbon dioxide sensor
* Clean air delivery rate (CADR)
* Control valve
* Gas detector
* Home energy monitor
* Humidistat
* HVAC control system
* Infrared thermometer
* Intelligent buildings
* LonWorks
* Minimum efficiency reporting value (MERV)
* Normal temperature and pressure (NTP)
* OpenTherm
* Programmable communicating thermostat
* Programmable thermostat
* Psychrometrics
* Room temperature
* Smart thermostat
* Standard temperature and pressure (STP)
* Thermographic camera
* Thermostat
* Thermostatic radiator valve

Professions,
trades,
and services|

* Architectural acoustics
* Architectural engineering
* Architectural technologist
* Building services engineering
* Building information modeling (BIM)
* Deep energy retrofit
* Duct cleaning
* Duct leakage testing
* Environmental engineering
* Hydronic balancing
* Kitchen exhaust cleaning
* Mechanical engineering
* Mechanical, electrical, and plumbing
* Mold growth, assessment, and remediation
* Refrigerant reclamation
* Testing, adjusting, balancing

Industry
organizations|

* AHRI
* AMCA
* ASHRAE
* ASTM International
* BRE
* BSRIA
* CIBSE
* Institute of Refrigeration
* IIR
* LEED
* SMACNA
* UMC

Health and safety|

* Indoor air quality (IAQ)
* Passive smoking
* Sick building syndrome (SBS)
* Volatile organic compound (VOC)

See also|

* ASHRAE Handbook
* Building science
* Fireproofing
* Glossary of HVAC terms
* Warm Spaces
* World Refrigeration Day
* Template:Fire protection
* Template:Home automation
* Template:Solar energy

Authority control databases: National |

* Germany
* United States
* France
* BnF data
* Japan
* Czech Republic
* Israel

|

*[v]: View this template
*[t]: Discuss this template
*[e]: Edit this template