City Rail Link

Rail project in New Zealand

City Rail Link

Overview
Status| Under construction[1]
Owner|

* City Rail Link Limited (During construction)
* KiwiRail / Auckland Transport (After completion)

Locale| Central Auckland, New Zealand
Coordinates| 36°50′58.81″S 174°45′48.56″E﻿ / ﻿36.8496694°S 174.7634889°E﻿ / -36.8496694; 174.7634889
Termini|

* Britomart
* Maungawhau

Connecting lines|

* North Auckland Line (Maungawhau)
* North Island Main Trunk (Britomart)

Stations| 4
Website| cityraillink.co.nz
Service
Type| Commuter rail
System| AT Metro
Operator(s)| Auckland One Rail
Rolling stock| AM class
History
Commenced| 2016 (Preliminary works)
Planned opening| 2026
Technical
Line length| 3.5 km (2.2 mi)
Number of tracks| 2
Character| Underground
Track gauge| 1,067 mm (3 ft 6 in)
Electrification| Overhead line at 25 kV 50 Hz AC
Highest elevation| 70 metres (230 ft) above relative to Britomart station
Maximum incline| 3.5%

Route map

Legend

|  |  |

|  |

North Auckland Line to Whangārei

|
|
|
|

|  |

|  |
|  |

|  | Maungawhau
|  |

|  | Karanga-a-Hape
|  |

|  | Te Waihorotiu
|  |

|  | Britomart
|  |

|  | Grafton
|  |

|  |

North Island Main Trunk to Wellington

|  |

|  | Parnell
|  |

|  |

| North Auckland Line

to Whangārei

|  |

|  |
|  |

|  | Newmarket
|  |

|  |

| North Auckland Line

to Westfield Junction

|  |  |  |  |  |

This diagram:

* view
* talk
* edit

Map of the City Rail Link tunnels

Current and proposed lines of the Auckland rail network as of 12 March 2017, showing the City Rail Link between Britomart and the vicinity of Maungawhau station.

The City Rail Link (CRL) is a rail project currently under construction in Auckland, New Zealand. The project consists of a 3.5-kilometre-long (2.2 mi) double-track rail tunnel underneath Auckland's city centre, between Britomart and Maungawhau (Mount Eden) railway stations.

Two new underground stations will be constructed to serve the city centre: Te Waihorotiu near Aotea Square and Karanga-a-Hape near Karangahape Road. Britomart, officially renamed Waitematā, will be converted from a terminus station into a through station, and Mount Eden station will be replaced by Maungawhau station, a new station with four platforms to serve as an interchange between the new CRL line and the existing Western Line.[2]

The current project is an adapted version of previous proposals to improve rail access to Auckland's city centre with the first proposals dating back to the 1920s.[3] The increase in rail patronage in Auckland during the early 21st century, particularly after the opening of Britomart Transport Centre in 2003, led to renewed interest in the scheme. The 2012 Auckland Spatial Plan highlighted the CRL as the most important transport investment for Auckland and the project has enjoyed strong public support.[4][5][6] Its planning and funding have also been the subject of controversy.[7]

In June 2013, the central government announced its support for the project with a construction commencement date of 2020, four years later than Auckland Council's preferred start date of 2016.[8] Prime Minister John Key announced in January 2016 that central government funding for the project had been confirmed, allowing Auckland Council to start construction of the main works from 2018, with central funds guaranteed to flow from 2020.[9]

Preliminary stages of construction, including the relocation of stormwater infrastructure and tunnelling in the vicinity of the Commercial Bay redevelopment, began in 2016. Contracts for tunnel boring and construction of the CRL stations were awarded in July 2019, with major works beginning soon after.[10]

Test trains commenced on 13 February 2025.[11] The City Rail Link is scheduled to open for passenger travel in early-2026.

## History

[edit]

### 1920s Morningside Deviation

[edit]

Serious planning schemes occurred as early as the 1920s.[3][12] The tunnel was initially estimated at 1.75 miles (2.82 km) length and at £0.6 million.[13] In 1936, Dan Sullivan the Minister of Railways argued that the scheme – then known as the 'Morningside Tunnel' or the 'Morningside Deviation', after the proposed southern portal location – would cost approximately £1 million, with another £1 million required for the electrification of the network. He expressed doubts that the tunnel would ever pay purely from a rail point of view, though he acknowledged that there might be other benefits and wider aspects to take into account.[14]

### 1970s rapid rail system

[edit]

The 1970s plans envisaged a loop connecting with Newmarket as part of a major rapid transit scheme proposed by Dove-Myer Robinson, mayor of Auckland City at the time. Two main stations were proposed: one downtown in the vicinity of the Queen Street/Shortland Street intersection, and a second midtown between Queen St and Mayoral Drive, about halfway between Aotea Square and Albert Park. A third city station was to be built at Karangahape Rd, but this would have been a stop on the western line only.[15] The plan was undermined by Council staff, criticised by academics and opposed by the New Zealand Town Planning Institute,[16] before finally being rejected in 1976 by the Muldoon National government, which considered it to be too costly.[17]

An alternative plan was put forward by Auckland City Council planners in 1979, involving an overhead railway from the then Beach Road railway station to the Britomart bus station (today, site of Britomart railway station). Auckland Mayor Sir Dove-Myer Robinson noted the central government had just spent $33 million for new Wellington suburban trains (the EM class Ganz-Mavag units) and the overhead railway scheme would "cost considerably less while providing a far greater potential."[18] The Auckland Regional Authority supported the plan, although wanted to see more work done on a ground option as well.[19]

### 2000s rail revival / Britomart

[edit]

In 2004, Auckland City Council prepared preliminary plans for an underground railway connecting Britomart Transport Centre to the Western Line in the vicinity of Mount Eden railway station[20] and incorporating three new stations: near Aotea Square, Karangahape Road and the top of Symonds Street. The project would bring most of the city centre within a short walk of a station and increase the number of people living within a 30-minute train trip of the city centre by around 370,000.[21]

The decision to electrify Auckland's rail network brought the tunnel back into focus as the key next step for developing Auckland's rail network.[20] Estimates for the project's cost were around NZ$1.5 billion (or up to $2.4 billion according to other estimates),[3] taking 12–16 years to plan and build.[22][23][24]

On 5 March 2008, Auckland Regional Transport Authority (ARTA) announced preliminary planning for a 3.5 km (2.2 mi) tunnel between Britomart and Mount Eden, beneath Albert Street and including underground stations near Wellesley Street and Karangahape Road,[25] with the Wellesley Street station, 18 m (59 ft 1 in) under the surface, potentially being larger and seeing more passengers than Britomart (projections of up to 7,700 per peak hour).[22] By October 2008 ONTRACK said that it had reached an agreement in principle with the owners of Westfield Downtown (later rebranded as Downtown Shopping Centre) to allow the tunnel route to thread through the foundations of a proposed redevelopment of the site.[26]

In 2009 and 2010, the discussion on the future tunnel gained much more prominence, with both candidates for the Mayoralty of the new Auckland Council, John Banks and Len Brown, making the tunnel part of their election platforms. Banks noted that it attracted cost-benefit returns much higher than many similar-sized roading projects, and would provide much enhanced, integrated access to the city centre.[27] Brown also strongly supported the tunnel, and further, a rail connection to Auckland Airport, as part of a package of measures to double public transport patronage within 15 years.[28] New Zealand's transport minister in 2010, Steven Joyce, warned Aucklanders not to engage in wishful thinking. The Minister's comments regarding the City Rail Link (and other rail investment), set in the context of the government's focus on delivering Roads of National Significance, has been considered politically risky – going against widespread opinion in Auckland that was in favour of better public transport.[29] After ongoing and sustained lobbying by Brown to get central government support, the nickname "Len's loop" developed.[30]

### 2010s designation and design

[edit]

In March 2010, KiwiRail/ARTA selected a preferred route with three stations: "Aotea" (beneath Albert St between Victoria Street and Wellesley St), "K Road" (beneath Pitt St adjacent to Karangahape Rd) and "Newton" (beneath upper Symonds St between the Khyber Pass Road/Newton Rd intersection and the New North Rd/Mt Eden Rd intersection), at an estimated cost range of $1 billion to $1.5 billion.[31] In May 2011 the Government noted that after reviewing an initial business case for the project, it was unconvinced of the economic benefits of the tunnel. Minister of Transport Steven Joyce noted that he would not stand in the way of Auckland continuing planning and route designation work – if Auckland paid for it.[3] In June 2011 Auckland Council voted to approve $2 million for planning and route protection for the tunnel, with Auckland Transport, rather than KiwiRail, undertaking the process.[32]

In March 2012, Auckland Council decided to bring forward spending from the 2012–2013 budget, in order to continue progress protecting the eventual route. $6.3 million was spent on work including geotechnical surveys, utility and building assessments, contaminated site reports and rail operations modelling and $1.7m towards providing a revised business case, requested by the government.[33][34]

In July 2012, as part of the works around designating the route, Auckland Council released footprints for four stations. This included designation space for a not previously considered station on the current Western Line, just west of Dominion Road. This station would serve as an interchange station for passengers wanting to travel east in the Newmarket direction, in case the tunnel was built without an "Eastern Link" at the southern end that would allow trains exiting it to turn east.[35] The station was later dropped by Auckland Transport and the "Eastern Link" retained in the route protection documents.[36]

In June 2013, the central government announced its support for the project, albeit with a later construction start date of 2020[37] rather than 2015.[35] The government stated it would consider an earlier start date if Auckland's CBD employment and rail patronage growth hit thresholds faster than projected rates of growth.[37]

On 8 July 2013, following the 10-year anniversary of the opening of the Britomart Transport Centre, it was announced that Auckland Council and the new owners of the Downtown Shopping Centre had agreed to discuss building a section of tunnel under the mall during a redevelopment planned for 2016–17. The section would be up to 100 metres long.[38]

On 1 August 2014, Auckland Transport announced a significant design change to the project, dropping the underground Newton Station in favour of a significant upgrade to Mount Eden station. This change would save construction costs of $124 million, require fewer properties to be bought by Auckland Transport and in the long term save operational costs, with total savings being over $150 million. In addition, the change would allow Mount Eden station to be connected to the CRL, which previously bypassed it, and would separate the east–west junctions, meaning that rail lines would not need to cross each other. The Mount Eden CRL platforms would now be built in an open-air trench, similar to that at New Lynn station.[39]

On 27 January 2016, Prime Minister John Key announced in a speech to the Auckland Chamber of Commerce that central government funding for main works construction of the CRL had been confirmed and this would allow Auckland Council to start to construct the main works from 2018, with central funds guaranteed to flow from 2020.[40] Commentary at the time reflected an opinion that this was a belated agreement to central government funding of the project by the ruling National Party, while the main opposition parliamentary parties (Labour Party, Greens and NZ First) had all been promising immediate construction timetables which were more closely aligned to the plans of the council.[41]

### City Rail Link Limited

[edit]

On 30 June 2017, Finance Minister Steven Joyce and Transport Minister Simon Bridges signed agreements with Auckland Mayor Phil Goff that established City Rail Link Limited (CRLL). Effective 1 July 2017, the company assumed responsibility for delivering the City Rail Link. Mr Joyce said that it was crucial that there be a single joint entity running the project and that CRLL was owned jointly by central and local government.[42] Budget 2017 allocated $436 million to the City Rail Link project.[43]

### Capacity forecast forces platform enlargements

[edit]

As planned, the CRL's underground rail lines will have a capacity of 36,000 passengers per hour. That figure was expected to be reached in 2045. In July 2018, revised projections by City Rail Link Ltd (CRLL) showed the 36,000 capacity will be reached by 2035 – just 10 years after it opens. Although the trains are capable of having extra cars added in groups of three, the CRL station platforms, as originally specified, would not be long enough to accommodate nine-car trains. The proposed new capacity is 54,000 passengers per hour with the station platforms to be made longer so they can take the longer trains, and for an entry to be built at Beresford Square to complement Karanga a Hape station's Mercury Lane entrance. The extra cost could run to the "low hundreds of millions" and would prevent a costly future two-year closure if the platform lengthening retrofitting work was carried out after the CRL was opened.[44]

### Station naming

[edit]

In May 2022, the stations were gifted names by the CRL Mana Whenua Forum.[45][46] These reflected the area's Māori history: Waitematā for Britomart, Te Wai Horotiu for Aotea, Karanga a Hape for Karangahape, and Maungawhau for Mt. Eden.[47][46]

Together with Auckland Transport, City Rail Link Ltd submitted these suggested names to the New Zealand Geographic Board Ngā Pou Taunaha o Aotearoa (NZGB) for recognition.[48] In August 2022, the Board returned the following verdicts: that the unofficial name 'Britomart' be altered to a new official name, 'Waitematā'; that the suggestion of 'Te Wai Horotiu' be accepted, and altered to 'Te Waihorotiu' in keeping with national and te reo Māori orthographic standards; that the suggestion of 'Karanga a Hape' be accepted, and altered to 'Karanga-a-Hape' in keeping with national and te reo Māori orthographic standards; that the unofficial name 'Mount Eden' be discarded, and replaced by an official dual name, 'Maungawhau / Mount Eden'.[49]

In March 2023, the NZGB announced the decisions made by the Minister for Land Information Damien O'Connor. Te Wai Horotiu and Karanga a Hape were changed to Te Waihorotiu and Karanga-a-Hape respectively, as per the Board's recommendations. Britomart was also changed, to officially become Waitematā railway station. Breaking with the Board's recommendation, the Minister made the decision for the Mount Eden station to be called 'Maungawhau' only, not to have a dual name of 'Maungawhau / Mount Eden' as the board suggested.[50]

## Business case

[edit]

One of the most contentious aspects of the CRL is whether it is economically sensible to build it. The results vary widely depending on whether certain ancillary projects are included, whether one assumes economic benefits outside purely transport effects (such as increased land value) and depending on what length of time is assumed for the benefit calculation. In this regard, Council experts have highlighted that NZ calculation methods use a 30-year cut-off (i.e. for evaluation purposes, the tunnel provides no benefit after 30 years, even though much of Auckland's earlier rail and road infrastructure already serves for much longer than that). In comparison, if using evaluation periods of 50 years (used in Australia), or 60 years (used in the UK), the total project benefits for the city rail link have been estimated as up to 6 times higher than with the 30-year time frame.[51]

The "City Centre Future Access Study" (CCFAS) was prepared by Auckland Transport and released in December 2012. The CCFAS analysed a number of different ways of improving access to Auckland's city centre and concluded that the CRL was essential, noting that bus-only investment will provide for short-term benefits but in some cases will be 'worse than doing nothing' for private vehicle travel times in the longer term.[52] In July 2013, the Transport Agency's board agreed that transport projects were to be assessed for a 40-year evaluation period, but also reduced the discount rate from 8% to 6%.[53]

### Benefits

[edit]

The key benefits of the City Rail Link are intended to be:

* Turning Britomart from a terminus station into a through station,[54] allowing more than twice the existing train capacity through the core of the network (from a maximum of 20 trains per hour, to be reached in 2016, to a projected 48 trains per hour),[55] allowing trains to run every five minutes on the existing suburban lines
* Providing two new train stations, Te Waihorotiu and Karanga-a-Hape, in the Auckland CBD, making most of the city centre easily accessible by train rapid transit and improving overall end to end trip times. This will boost economic activity and development in these areas and relieve projected transport access constraints
* Reducing the duration of trips on the Western Line significantly, by removing the need to deviate to Newmarket and around the east of the CBD[4]
* Allowing lines on opposite sides of the city to be through routed via the tunnel, providing direct crosstown rail connections
* Providing train capacity to allow new lines to be added to the network – including, but not limited to, other potential longer-term projects such as Airport Rail or North Shore Rail
* Doubling the number of Aucklanders who have 30 minutes duration rail access to the CBD[54]
* Increasing platform length at Britomart to accommodate 9 car trains (up from maximum 6 cars at present), and building the new stations with 9 car long platforms from the start[56]

A study conducted in 2018, suggests that the City Rail Link will improve the accessibility to economic opportunities for people in the more deprived regions of south, east and west Auckland.[57]

### Cost estimates

[edit]

An estimated cost of $2.86 billion was often quoted for the project,[58] but this cost was inflated out to the year of construction. The cost of the project in 2010 was $2.311 billion.[59] That price also included not only the tunnel link with three stations (a deep-level Newton station was later dropped), but additional trains, duplication of the Onehunga Branch to two tracks and other small improvements to Auckland's rail network. These additional items are intended to further increase the capacity of Auckland's rail network when the rail link opens, the main benefit posed by the project.[4]

In September 2016, the government formally confirmed its intention to fund its proposed share of 50% of the City Rail Link. The cost of the City Rail Link was then re-estimated to be between $2.8 and $3.4 billion, subject to tenders for remaining contracts.[60]

In mid-April 2019, it was revealed that the cost of the project had risen by more than $1 billion to $4.419 billion.[61] In 2023, CRL announced the cost of the project was now estimated to be $5.493bn.[62]

## Proposed timeline

[edit]

In February 2012, Auckland Council published the following proposed project timeline for the City Rail Link:

* 2010 Initial study for CRL project and potential route for protection
* 2011 Review of initial study; further feasibility investigations; project team established
* 2012 Confirm route for CRL
* 2013 Notice of Requirement (NOR) and consent applications; property purchase
* 2014 Begin tender process for project
* 2015–20 Construction
* 2020/21 CRL opens[63]

This timeline will not be adhered to, as completion was rescheduled to 2024.[64][65] CRL Chief Executive, Dr Sean Sweeney stated on the CRL website in late 2021 that the effects of Covid are "highly likely (to mean) there will be significant consequences for the project in terms of cost and completion" and these would become clearer late 2022 or early 2023.[66] In 2023, the Minister of Transport, Michael Wood, said the construction by CRL should be finished by November 2025, but the project is then handed over to Auckland Transport and KiwiRail which has CRL-related work to complete.[67]

As of 2023, the City Rail Link is expected to be completed in late 2025, with passenger services operating from 2026.[68][69][70] In mid January 2024, Minister of Transport Simeon Brown confirmed that the National-led coalition government would continue work on the City Rail Link despite its policy of discontinuing the Auckland Light Rail project.[71]

In early November 2024, Transport Minister Brown and Deputy Mayor of Auckland Desley Simpson announced that Auckland's passenger rail network would be shut down between 25 December and 26 January to facilitate upgrades ahead of the City Rail Link's completion. Brown and Simpson also confirmed that there would be a total of 96 days in Auckland without an operational train service over the next 13 months, with closures occurring during holidays, weekends and evenings.[72]

On 21 February 2025, Transport Minister Chris Bishop and Mayor of Auckland Wayne Brown announced that the Government had allocated NZ$200 million of funding for the City Rail Link to removing level crossings in order to ease traffic congestion.[73]

## Construction methods

[edit]

The City Rail Link was constructed using both cut-and-cover and tunnel boring machine (TBM) methods depending on the location of construction. The ground through which the tunnels were built varies between rock and soft soil, and with a variation in depth to natural ground level of between 40 metres and 0 metres.[74] Cut and cover construction occurred around the existing Mount Eden railway station and in the suburb of Eden Terrace, forming the junction of the City Rail Link to the North Auckland Line. North of the junction, twin bored tunnels then extend as far as Mayoral Drive. Another section of cut and cover tunnel then extends north underneath Albert Street, before turning east to head underneath the redeveloped Downtown Shopping Centre and into Britomart.[75] The public got a look inside the tunnels in November 2019.[76] In 2023, the government confirmed a date of 2025 for construction. At this point the project is handed over to Auckland Transport and it will be up to Auckland Transport and KiwiRail to announce when their CRL-related work will be finished. [77]

The line was mainly bored through East Coast Bays Formation[78] of sandstones and siltstones.[79] It is expected that 2 million tonnes of spoil will be dug out from 2020 and it has been proposed to use it to double the single track section of the North Island Main Trunk line across Whangamarino wetland.[80]

Some landowners around Albert Street, including the Ministry of Justice which owns and operates the Auckland District Court on Albert Street, expressed concern that construction of the cut and cover tunnel would disrupt foot and vehicular traffic along Albert Street over a period of two years with several intersections along the street being closed for up to 18 months. The Department of Corrections also expressed concern that grade-separating the Normanby Road level crossing (as part of the cut and cover works at the southern end of the project) would cut off access to Mount Eden Prisons.[81]

## Construction

[edit]

On 7 April 2015, two construction consortia[74] were awarded the contracts to start the first construction phase of the city rail link.[82] Construction of the early works package between Britomart and Wyndham Street started in October 2015.[83] The Downer joint venture (Downer NZ and Soletanche Bachy) was chosen to design the rail link work through and under Britomart Station and Queen St to Precinct Properties' Downtown Shopping Centre site, and construction started in early 2016.[82] The Connectus consortium (McConnell Dowell and Hawkins) will construct the cut and cover tunnels under and along Albert St from Customs St to Wyndham St. The work started in October 2015 with the relocation of a major stormwater line in Albert St between Swanson and Wellesley Sts.[82] Construction of these sections of the city rail link tunnels will coincide with Precinct Properties redevelopment of the Downtown Shopping Centre site, due to open by mid-2019.[82][84][85]

The Downtown Shopping Centre was closed on 28 May 2016 and by 23 November had been demolished. It will be replaced with a 36-storey skyscraper which will include a new shopping centre in the lower levels. Auckland Council and proprietors Precinct Properties struck a deal to include tunnels for the City Rail Link directly underneath the premises.[86][87]

In early December 2020, Mayor of Auckland Phil Goff unveiled a massive tunnel boring machine that would be used to drill two 1.6 km long tunnels from the Mount Eden railway station to central Auckland as part of the City Rail Link. The TBM was named after Māori leader Dame Whina Cooper.[88][89] On 14 September 2022 the TBM Dame Whina Cooper broke through into the station box of Te Waihorotiu Station, completing the second of the two tunnels needed for the project.[90] Tracklaying was then commenced by Martinus Rail, who use battery-electric locomotives based at Quay Park junction.[91]

In 2023, it was reported that the effects of COVID-19, high inflation and staffing issues had increased the cost of the project by $1 billion to $5.493 billion. The opening of the project would also be delayed to the end of 2025 at the earliest.[62][92]

### Britomart station

[edit]

Main article: Britomart Station

Following completion of the CRL, most trains will no longer terminate at Britomart.[93] Platforms 1 and 4 will be the through platforms,[94] while platforms 2 and 3 will remain terminating platforms.

The number of in-service platforms was reduced from 5 to 4 in 2022, with the in-use platforms changing as construction progressed, and the original Platform 2 permanently decommissioned. The original platforms 3–5 became platforms 2–4.[95]

### Te Waihorotiu station

[edit]

Main article: Te Waihorotiu railway station

This station will be constructed by the cut-and-cover method, 15 metres (49 ft) deep under Albert Street. As originally planned, it will be 300 metres (980 ft) long and run between Victoria Street and Wellesley Street.[96]

### Karanga-a-Hape station

[edit]

Main article: Karanga-a-Hape railway station

This station will be 32 metres (105 ft) underground. Original plans were for platforms 150 metres (490 ft) long. There will be an entrance on Mercury Lane, with early plans making provision for an entrance that would be added later on Beresford Square.[96] Assessments of passenger numbers in 2018 indicated that longer trains and platforms would be needed earlier, and a decision was made to lengthen the platforms so as to incorporate the Beresford Square entrance from the outset.[97][98]

Demolition of buildings on Mercury Lane began on 4 November 2019. Demolition at this site will be done in two phases, with completion expected in April 2020. Demolition of buildings at the Beresford Square site was expected to take three years.[99]

### Maungawhau station

[edit]

Main article: Maungawhau railway station

In October 2019, demolition of 30 buildings in the vicinity of this station began. This first stage of three phases of demolition is expected to be completed in March 2020.[100]

## Proposed train services

[edit]

The current draft operating plan for the Auckland commuter rail network once the City Rail Link is opened

While the train network for the period following the completion of the CRL has not been officially confirmed, Auckland Transport has released a preliminary plan. The plan proposes that the Western and Eastern Lines be connected through the CRL, and the Southern Line loops anticlockwise around the Newmarket Line and CRL, doubling back upon itself as far as Ōtāhuhu station. The Onehunga Line ceases to run into the city, instead heading west from Newmarket as a crosstown line. The 'Onehunga and Western Line' will initially terminate at Maungawhau/Mt Eden station, before being extended to Henderson at an undisclosed future date. A Southern Express service to Pukekohe via the Eastern line may also operate.[101]

This operating pattern was first hinted at in early 2022 in the Auckland Light Rail group's Indicative Business Case appendices, which showed a proposed but discarded Airport heavy rail option where half of all Western Line services diverted from Avondale to Auckland Airport via Onehunga. [102] In June 2023, this operating pattern was confirmed in the draft Regional Public Transport Plan 2023–2031.

The Southern Line and the East-West Line will each likely run every 15 minutes all-day, increasing to every 7 to 8 minutes at peak times. The Onehunga & Western Line and the Southern Express Line will each likely run every 30 minutes all-day.[103]

## Public opinion

[edit]

A public opinion poll published on 27 June 2012 found 63% of Aucklanders surveyed are in favour of the tunnel, 29% were against it and 8% did not care. The poll was conducted by Research New Zealand.[104]

Another poll in November showed similar support amongst Aucklanders at 64%.[6] Only 14% overall opposed the building of the rail link; 18% are neutral. Support was lowest in those areas not served directly by rail. The same number of those who support it want it built as soon as possible, while 22% of supporters want it built by 2020. Over 50% of respondents wanted the central Government to contribute significantly to the cost of the project, with 30% of respondents overall supporting road tolling to pay for the project. One quarter of respondents overall supported "targeted rates".[105]

## See also

[edit]

* Public transport in Auckland
* Rail transport in New Zealand
* List of Auckland railway stations

### Similar projects elsewhere in Oceania

[edit]

* Cross River Rail, Brisbane
* Metro Tunnel, Melbourne
* Sydney Metro inner-city section
* Perth Underground and Elizabeth Quay, Perth

## References

[edit]

1. ^ "City Rail Link". Auckland Transport. Archived from the original on 21 May 2023. Retrieved 8 February 2017.
2. ^ "Supporting City Rail Link". KiwiRail. 2023.
3. ^ a b c d Dearnaley, Mathew (4 June 2011). "Stuck in traffic". The New Zealand Herald. Archived from the original on 4 August 2018. Retrieved 12 July 2011.
4. ^ a b c Auckland Council. "The Auckland Plan". Archived from the original on 7 September 2017. Retrieved 22 February 2014.
5. ^ Dearnaley, Mathew (14 July 2011). "Rail-loop support swamps backing for road link". The New Zealand Herald. Archived from the original on 11 June 2016. Retrieved 15 July 2011.
6. ^ a b "Aucklanders back Brown's rail plans". 3 News NZ. 19 November 2012. Archived from the original on 26 February 2014. Retrieved 18 November 2012.
7. ^ "If mayor can sell rail study, Govt should stand aside". The New Zealand Herald. Archived from the original on 14 August 2017. Retrieved 22 February 2014.
8. ^ Rudman, Brian. "Brown hands PM an election poser". The New Zealand Herald. Archived from the original on 30 August 2018. Retrieved 22 February 2014.
9. ^ "Speech to Auckland Chamber of Commerce". New Zealand Government. 28 January 2016. Archived from the original on 21 May 2023. Retrieved 26 November 2021.
10. ^ Journal, Tunnelling; Thomas, Tris (19 July 2019). "Contract signed for Auckland City Rail Link". The Tunnelling Journal. Retrieved 25 February 2025.
11. ^ "Mayor sees 'light at the end of the tunnel' as first train runs through $5.5b CRL". The New Zealand Herald. 13 February 2025. Retrieved 13 February 2025.
12. ^ History of Auckland City – Chapter 4 Archived 13 May 2008 at the Wayback Machine (from the Auckland City Council website. Accessed 7 June 2008.)
13. ^ "Auckland City Development Works – Cost to Government". The Evening Post. 9 November 1928. p. 8\. Archived from the original on 5 March 2016. Retrieved 29 June 2011.
14. ^ "Cost of £2,000,000". The Evening Post. 29 September 1936. p. 10\. Archived from the original on 3 March 2016. Retrieved 18 June 2011.
15. ^ Reid, Nicolas. "An Auckland that could have been: the 1972 Auckland Rapid Rail Transit Plan". TransportBlog.co.nz. Archived from the original on 26 February 2014. Retrieved 23 February 2014.
16. ^ Mees, Paul (2012). Transport for Suburbia: Beyond the Automobile Age. Earthscan. p. 27\. ISBN 9781849774659.
17. ^ Chapter 2 – City Takes Control 1959–1995 Archived 23 July 2011 at the Wayback Machine (from the Britomart Transport Centre website. Accessed 6 September 2008.)
18. ^ "Overhead line proposed for Auckland". Rails: 16–17\. September 1979. ISSN 0110-6155.
19. ^ "ARA to support city rail?". Rails: 17. September 1979. ISSN 0110-6155.
20. ^ a b Auckland’s rail network tomorrow: 2016 to 2030 Archived 28 September 2007 at the Wayback Machine (from the ARTA, August 2006)
21. ^ Dye, Stuart. "Underground rail link feasible, says study". The New Zealand Herald. Archived from the original on 26 December 2017. Retrieved 22 February 2014.
22. ^ a b Huge underground rail station in mid-town plan Archived 4 August 2018 at the Wayback Machine – The New Zealand Herald, Friday 1 August 2008
23. ^ Dearnaley, Mathew (21 May 2007). "$1b Auckland rail upgrade powers ahead". The New Zealand Herald. Archived from the original on 29 September 2007. Retrieved 22 September 2011.
24. ^ Following the money – e.nz magazine, IPENZ, January/February 2007
25. ^ Mathew Dearnaley (5 March 2008). "$1b loop tunnel plan to unlock Britomart". The New Zealand Herald. Retrieved 5 March 2008.
26. ^ Tunnel deal brings rail loop step closer Archived 4 August 2018 at the Wayback Machine – The New Zealand Herald, 14 October 2008
27. ^ "John Banks: Rail loop to unlock the potential of Auckland". The New Zealand Herald. 12 October 2009. Archived from the original on 4 August 2018. Retrieved 21 February 2010.
28. ^ Orsman, Bernard (31 August 2009). "Brown vows he'll unite, not divide". The New Zealand Herald. Archived from the original on 4 August 2018. Retrieved 21 February 2010.
29. ^ Dearnaley, Mathew (6 November 2009). "National one year on: Beware the backlash of frustrated commuters". The New Zealand Herald. Archived from the original on 12 August 2016. Retrieved 21 February 2010.
30. ^ Manhire, Toby (11 December 2019). "The decade in politics: From Team Key to Jacindamania". The Spinoff. Archived from the original on 1 June 2020. Retrieved 5 May 2020.
31. ^ Dearnaley, Mathew (11 March 2010). "Experts pinpoint best tunnel route". The New Zealand Herald. Archived from the original on 4 August 2018. Retrieved 11 March 2010.
32. ^ "Auckland Council presses on with rail project". TVNZ. 28 June 2011. Archived from the original on 21 May 2023. Retrieved 29 June 2011.
33. ^ "Auckland: City Rail Link work accelerated". Scoop. 8 March 2012. Archived from the original on 21 May 2023. Retrieved 26 November 2021.
34. ^ Auckland Council Media release, Progress on City Rail Link welcomed Archived 18 February 2013 at the Wayback Machine
35. ^ a b "Sprawling footprints for underground stations". The New Zealand Herald. 31 July 2012. Archived from the original on 18 March 2016. Retrieved 31 July 2012.
36. ^ "The CRL route". Auckland Transport. Archived from the original on 13 June 2013. Retrieved 22 February 2014.
37. ^ a b "Kick-starting Auckland transport projects". New Zealand National Party. 29 June 2013. Archived from the original on 26 February 2014. Retrieved 28 June 2013.
38. ^ "Section of city rail tunnel could be built earlier". Radio New Zealand. 8 July 2013. Archived from the original on 4 August 2018. Retrieved 7 July 2013.
39. ^ "Cost down, benefits up from City Rail Link design change" (Press Release). Scoop.co.nz. Auckland Transport. 1 August 2014. Archived from the original on 23 May 2023. Retrieved 3 August 2014.
40. ^ "Speech to Auckland Chamber of Commerce". 27 January 2016. Archived from the original on 21 May 2023. Retrieved 7 February 2016.
41. ^ "Fran O'Sullivan: Key's reluctant fillip two years too late". The New Zealand Herald. Archived from the original on 14 December 2017. Retrieved 7 February 2016.
42. ^ "Establishment of City Rail Link Limited". Scoop Independent News – scoop.co.nz. 30 June 2017. Archived from the original on 22 May 2023. Retrieved 8 July 2017.
43. ^ "Budget At a Glance" (PDF). New Zealand Treasury. 2017. Archived (PDF) from the original on 23 January 2022. Retrieved 1 January 2021.
44. ^ Wilson, Simon (24 July 2018). "Auckland City Rail Link to be bigger and more expensive". The New Zealand Herald. Archived from the original on 6 August 2020. Retrieved 25 July 2018.
45. ^ "Te reo Māori Station Names Revealed". City Rail Link. Archived from the original on 30 January 2023. Retrieved 17 December 2022.
46. ^ a b Mayron, Sapeer (6 May 2022). "City Rail Link proposes four te reo Māori names for Auckland train stations". Stuff. Archived from the original on 28 January 2023. Retrieved 28 January 2023.
47. ^ "Revealed: Four te reo Māori names proposed for City Rail Link stations". The New Zealand Herald. Archived from the original on 13 February 2023. Retrieved 17 December 2022.
48. ^ "The ins and outs of Station Naming". City Rail Link. Archived from the original on 30 January 2023. Retrieved 17 December 2022.
49. ^ "Station names open for public consultation". City Rail Link. 31 August 2022. Archived from the original on 2 February 2023. Retrieved 28 January 2023.
50. ^ "New names for Auckland railway stations". Land Information New Zealand. 16 March 2023. Archived from the original on 19 March 2023. Retrieved 16 March 2023.
51. ^ Cooper, Geoff (6 November 2012). "The value of infrastructure: multiply that by six". Chief Economist, Auckland Council via New Zealand Herald.
52. ^ "Warnings of Auckland transport network crisis". Auckland Council. Archived from the original on 1 March 2014. Retrieved 23 February 2014.
53. ^ "Economic Evaluation Manual". NZ Transport Agency. 16 March 2015. Archived from the original on 7 August 2013. Retrieved 16 May 2015.
54. ^ a b "City Rail Link Moves Ahead". Our Auckland (Auckland Council newsletter). August 2012.
55. ^ "Len Brown: Rail link a positive after missed opportunities". The New Zealand Herald. Archived from the original on 5 June 2020. Retrieved 20 January 2016.
56. ^ "The latest costings". City Rail Link. Archived from the original on 26 January 2023. Retrieved 12 November 2021.
57. ^ "Right to the City – Who benefits from the CRL?". Greater Auckland. 29 January 2019. Archived from the original on 22 May 2023. Retrieved 29 May 2021.
58. ^ "CRL Updates and Resources". Auckland Transport. Archived from the original on 5 March 2014. Retrieved 12 March 2014.
59. ^ "Business Case – Auckland CBD Rail Link" (PDF). APB&B. p. 49\. Archived from the original (PDF) on 21 January 2015. Retrieved 12 March 2014.
60. ^ Orsman, Bernard (14 September 2016). "Exclusive: Auckland's City Rail Link cost blows out to up to $3.4 billion". The New Zealand Herald. Archived from the original on 8 May 2019. Retrieved 14 September 2016.
61. ^ "Auckland's City Rail Link cost jumps to $4.419 billion". The New Zealand Herald. 17 April 2019. Archived from the original on 28 April 2020. Retrieved 17 April 2019.
62. ^ a b "Auckland's City Rail Link cost climbs by $1 billion". RNZ. 15 March 2023. Archived from the original on 17 May 2023. Retrieved 17 May 2023.
63. ^ "Overview of the City Rail Link project, Auckland Transport Feb 2012" (PDF). Archived from the original (PDF) on 8 February 2013. Retrieved 17 March 2012.
64. ^ "Timeline". City Rail Link. City Rail Link Ltd. Archived from the original on 31 March 2019. Retrieved 12 April 2019.
65. ^ "City Rail Link". KiwiRail. 2019. Archived from the original on 1 July 2019. Retrieved 1 September 2019.
66. ^ "Pandemic politics and City Rail Link". Archived from the original on 22 May 2023. Retrieved 13 June 2022.
67. ^ "12750 (2023). Simon Court to the Minister of Transport – New Zealand Parliament". Archived from the original on 16 May 2023. Retrieved 16 May 2023.
68. ^ "City Rail Link". Auckland Transport. 2023.
69. ^ "Supporting City Rail Link". KiwiRail. 2023.
70. ^ "City Rail Link won't open until 2026 at the earliest". The New Zealand Herald. 23 May 2023. Retrieved 5 June 2024.
71. ^ "National-led government officially cancels Auckland Light Rail plans". Radio New Zealand. 14 January 2024. Archived from the original on 15 January 2024. Retrieved 14 January 2024.
72. ^ Pearse, Adam; Howie, Cherie (8 November 2024). "City Rail Link: Aucklanders warned of disruption as near 100-day rail network closure revealed". The New Zealand Herald. Archived from the original on 8 November 2024. Retrieved 9 November 2024.
73. ^ "Government puts up $200m to remove level rail crossings around Auckland". Radio New Zealand. 21 February 2025. Archived from the original on 21 February 2025. Retrieved 25 February 2025.
74. ^ a b "Aucklands missing link". Contractor magazine. Archived from the original on 1 March 2023. Retrieved 12 June 2015.
75. ^ "Project delivery & construction". Auckland Transport. Archived from the original on 19 June 2013. Retrieved 3 August 2013.
76. ^ "City Rail link, tunnels, public get a first look". Stuff/Fairfax. 17 November 2019. Archived from the original on 17 November 2019. Retrieved 17 November 2019.
77. ^ "12750 (2023). Simon Court to the Minister of Transport – New Zealand Parliament". Archived from the original on 16 May 2023. Retrieved 16 May 2023.
78. ^ "Technical Information". City Rail Link. Archived from the original on 22 May 2023. Retrieved 4 August 2018.
79. ^ Fleetwood, Ben; Brook, Martin; Richards, Nick (28 November 2016). The geotechnical characteristics of the East Coast Bays Formation, Auckland.
80. ^ "Auckland tunnel waste may be used to double-track Waikato rail line". Stuff. 17 June 2018. Archived from the original on 24 May 2023. Retrieved 4 August 2018.
81. ^ Dearnaley, Matthew (7 August 2013). "Auckland rail plan sparks traffic fear". The New Zealand Herald. Archived from the original on 14 March 2016. Retrieved 7 August 2013.
82. ^ a b c d "City rail link to become a reality". National Business Review. Archived from the original on 2 September 2017. Retrieved 7 April 2015.
83. ^ "Project delivery & construction". Auckland Transport. Archived from the original on 20 April 2017. Retrieved 1 June 2015.
84. ^ "Precinct-gears-up-for-Auckland-mega-project". Stuff. Archived from the original on 22 May 2023. Retrieved 25 February 2015.
85. ^ "New $550m downtown tower for Auckland unveiled". The New Zealand Herald. Archived from the original on 4 August 2018. Retrieved 25 February 2015.
86. ^ Catherine Gaffaney (22 May 2016). "Last week for shoppers at Auckland downtown mall". The New Zealand Herald. Archived from the original on 23 May 2016. Retrieved 22 May 2016.
87. ^ "Watch $850m project: preparing for NZ's biggest commercial development". The New Zealand Herald. 23 November 2016. Archived from the original on 22 November 2016. Retrieved 23 November 2016.
88. ^ "Massive tunnel boring machine unveiled for Auckland's City Rail Link". 1News. 4 December 2020. Archived from the original on 5 December 2020. Retrieved 5 December 2020.
89. ^ "City Rail Link update" (PDF). Roundabout (165): 44. September 2020. Archived (PDF) from the original on 28 January 2021. Retrieved 12 October 2020.
90. ^ Orsman, Bernard (14 September 2022). "Watch: Tunnel breakthrough on Auckland's $4.4 billion City Rail Link". The New Zealand Herald. Archived from the original on 28 January 2023. Retrieved 28 January 2023.
91. ^ Daryl Bond (December 2022). "And now, the news". The Linesider (10): 48. ISSN 2703-6197.
92. ^ Court, Simon; Michael, Wood (28 April 2023). "Simon Court to the Minister of Transport". New Zealand Parliament. Archived from the original on 16 May 2023. Retrieved 17 May 2023. "The date for practical completion of construction by CRL has been set for November 2025."
93. ^ "CRL stations – Britomart". CRL Limited. Archived from the original on 31 March 2019. Retrieved 16 March 2019.
94. ^ "CRL takes next step, but are we making enough of it?". Greater Auckland. 3 July 2017. Archived from the original on 31 March 2019. Retrieved 16 March 2019.
95. ^ "CRL Britomart Newsletter, October 2022". City Rail Link.
96. ^ a b "Rise of the machines on city's latest underground contract – the City Rail Link". The New Zealand Herald. 4 June 2017. Archived from the original on 4 June 2017. Retrieved 4 June 2017.
97. ^ Wilson, Simon (24 July 2018). "Auckland City Rail Link to be bigger and more expensive". The New Zealand Herald. Archived from the original on 6 August 2020. Retrieved 16 August 2019.
98. ^ "Stations – Karangahape". City Rail Link Limited. Archived from the original on 23 December 2019. Retrieved 16 August 2019.
99. ^ "Demolition begins for Karangahape Rd City Rail Link station". Radio New Zealand. 4 November 2019. Archived from the original on 3 November 2019. Retrieved 3 November 2019.
100. ^ "City Rail Link: demolition of 30 buildings underway". Radio New Zealand. 21 October 2019. Archived from the original on 21 October 2019. Retrieved 21 October 2019.
101. ^ "AT Regional Public Transport Plan 2023–2031 Draft, p.37" (PDF). Auckland Transport. 28 June 2023. Retrieved 11 November 2023.
102. ^ "ALR Appendix 005 Long List Assessment Report" (PDF). Archived (PDF) from the original on 3 January 2023. Retrieved 3 January 2023.
103. ^ "AT Regional Public Transport Plan 2023–2031 Draft" (PDF). Auckland Transport. 28 June 2023. p. 36-37. Retrieved 31 July 2023.
104. ^ Kelsey Fletcher (27 June 2012). "Aucklanders back rail plans". Auckland Now. Archived from the original on 28 June 2012. Retrieved 27 June 2012.
105. ^ "64% of Aucklanders support $2.5 billion city rail link project". HorizonPoll. 19 November 2012. Archived from the original on 27 February 2014. Retrieved 12 November 2012.

## External links

[edit]

* City Rail Link (Official City Rail Link project website)
* Auckland Transport Blog (City Rail Link page)
* Campaign for Better Transport Forum Archived 9 February 2013 at the Wayback Machine (City Rail Link Topic Page)

City Rail Link at Wikipedia's sister projects:

* Media from Commons
* Data from Wikidata

* v
* t
* e

Public transport in Auckland

* Auckland Transport
* Ticketing
* AT HOP card

Train|

| Suburban Lines|

* Eastern Line
* Onehunga Line
* Southern Line
* Western Line

|

Operators|

* Auckland One Rail
* KiwiRail

Infrastructure|

* Electrification
* List of Auckland railway stations
* North Island Main Trunk
* North Auckland Line
* Newmarket Line
* Onehunga Branch
* Manukau Branch
* City Rail Link

Long Distance|

* Te Huia
* Northern Explorer

Bus|

| Operators|

* Bayes Coachlines
* Kinetic Group
* Go Bus
* NZ Bus
* Howick and Eastern Buses
* Pavlovich Transport Solutions
* Ritchies Transport
* Tranzurban Auckland
* Waiheke Bus Company

|

Infrastructure|

* Eastern Busway
* Northern Busway
* Northwestern Busway
* Manukau bus station

Ferry|

| Operators|

* Belaire Ferries
* Explore Group
* Fullers360
* SeaLink New Zealand

|

Infrastructure|

* Auckland Ferry Terminal
* List of Auckland ferries

Proposals|

* Auckland Airport Line
* Avondale–Southdown Line
* City Centre–Māngere Line
* North Shore Line

Other|

* Auckland Regional Transport Authority (superseded by Auckland Transport)
* Light rail
* MAXX (former)
* AT Metro
* Trolleybuses

Italics denotes services yet to commence

* v
* t
* e

New Zealand railway lines

Main lines|

| North Island|

* East Coast Main Trunk
* North Island Main Trunk (inc. Kapiti Line)

|

South Island|

Main North Line and Main South Line (inc. Lyttelton Line), known together as the South Island Main Trunk

Secondary lines|

| North Island|

* Marton–New Plymouth line
* Newmarket Line
* North Auckland Line
* Palmerston North–Gisborne Line
* Stratford–Okahukura line
* Wairarapa Line (inc. Hutt Valley Line)

|

South Island|

* Midland line
* Nelson section
* Otago Central Railway
* Stillwater–Ngākawau line
* Waimea Plains Railway

Branch lines|

| Upper
North Island|

* Cambridge
* Dargaville
* Donnellys Crossing
* Glen Afton
* Kinleith
* Kumeu–Riverhead
* Manukau
* Mount Maunganui
* Murupara
* Okaihau
* Onehunga
* Onerahi
* Opua
* Rotorua
* Tāneatua
* Thames
* Waiuku and Mission Bush

|

Lower
North Island|

* Ahuriri
* Castlecliff
* Foxton
* Gracefield
* Greytown
* Johnsonville
* Melling
* Mount Egmont
* Moutohora
* Ngatapa
* Opunake
* Raetihi
* Taonui
* Te Aro
* Waitara
* Wanganui

Upper
South Island|

* Blackball and Roa
* Cape Foulwind
* Conns Creek
* Eyreton
* Fairlie
* Ferrymead
* Little River
* Methven
* Mount Somers
* Oxford
* Rapahoe
* Rewanui
* Hokitika/Ross
* Seddonville
* Southbridge
* Waiau
* Waimate
* Whitecliffs

Lower
South Island|

* Bluff
* Catlins River
* Dunback and Makareao
* Fernhill
* Hedgehope
* Kingston
* Kurow
* Moeraki
* Mossburn
* Ngapara and Tokarahi
* Outram
* Port Chalmers
* Roxburgh
* Shag Point
* Tapanui
* Tokanui
* Tuatapere
* Waikaia
* Waikaka
* Wairio
* Walton Park
* Wyndham

Private lines|

* Dun Mountain Railway
* Dunedin Peninsula and Ocean Beach Railway
* Glen Massey Branch
* Hutt Park Railway
* Kaitangata Line
* New Zealand Midland Railway Company (Midland line)
* Riccarton Racecourse Siding
* Sanson Tramway
* Taupo Totara Timber Co Railway
* Wellington and Manawatu Railway Company (Wellington–Manawatu line)
* Whakatane Board Mills line

Under construction|

* City Rail Link

Significant proposals|

* Avondale–Southdown Line
* Auckland Airport Line
* Canterbury Interior Main Line
* Haywards–Plimmerton line
* Marsden Point Branch
* Martinborough Branch
* Nelson railway proposals
* North Shore Line
* Paeroa–Pōkeno Line
* Taupō railway proposals
* Wainuiomata railway proposals
* Waipu branch

Bold represents lines used by passenger trains, Italics indicates lines which are now closed.
See also: New Zealand railway museums and heritage lines
*[v]: View this template
*[t]: Discuss this template
*[e]: Edit this template