India–China Border Roads

Indian government project to develop border roads

This article contains dynamic lists that may never be able to satisfy particular standards for completeness. You can help by adding missing items with reliable sources.

India China Border Roads

ICBRs, ICB Roads

Highlights in red for Ladakh, Uttarakhand, Arunachal Pradesh

Type of project| Infrastructure development
Current status| Ongoing (Establishing connectivity and maintenance)
Location| Arunachal Pradesh, Sikkim, Uttarakhand, Himachal Pradesh, Ladakh
Approved| 1999
Length of roads
Phase 1| 3,323 km (approved in 2005)
Phase 2| 6,700 km (approved in 2020)
Total length| 10,023 km
Status
Phase 1| 15% complete by 2012,[1] 20% complete by 2015[2] 46% complete and 95% connectivity established by 2021[3]
Phase 2| Ongoing
Some stretches of road are in disputed territory
The winding road below Shingo La in Lahaul, Himachal Pradesh, that connects the region with Zanskar in Ladakh

India–China Border Roads (ICBRs, ICB Roads) is a Government of India project for developing infrastructure along the Sino-Indian border by constructing strategic roads, including bridges and tunnels.[1][4][5] The ICBR project is largely in response to Chinese infrastructure development along the borderlands with India.[6][7]

As of May 2021, India is constructing at least 177 roads in two phases of over 10,023 km (6,228 mi) total length along its Line of Actual Control (LAC) with China under the "Border Infrastructure and Management Fund" (BIMF) of Ministry of Home Affairs. This includes 73 roads of 3,323 km (2,065 mi) length under ICBR-I (Phase-I) approved in 2005 and additional 104 roads of more than 6,700 km (4,200 mi) length under ICBR-II (Phase-II) approved in 2020.[8][9][10][11]

India has set up an inter-departmental "Empowered Committee" (EC) headed by the Ministry of Defence to expedite the issue resolution and timely completion of ICBR infrastructure after the delay in forest/wildlife clearance and land acquisition, rugged terrain, limited working season due to winter and rains, scarcity of construction material, etc. resulted in the missed deadlines in the past.[12] Some of the important already completed projects include the Darbuk-Shayok-Daulat Beg Oldie Road (DS-DBO) and Atal Tunnel under Rohtang Pass; and the under-construction important projects include the Sela Tunnel in Arunachal Pradesh and a road-cum-rail tunnel under the Brahmaputra River in Assam.[13]

Several entities are responsible for constructing ICBR, including Border Roads Organisation (BRO) which handles the bulk of the ICBR road construction work,[4] National Highways Authority of India (NHAI), National Highways and Infrastructure Development Corporation Limited (NHIDCL), Ministry of Development of North Eastern Region (MoDNER), Central Public Works Department (CPWD), public works departments of respective states and others.[14] At least 67 per cent of the road network assigned to BRO falls under ICBR.[4]

By March 2021, of the 61 ICBR-I roads assigned to BRO, connectivity on 59 roads (3,205 km (1,991 mi)) or 95+ per cent of the total length had been achieved and among these 42 (1,530 km (950 mi)) have been black topped.[15][3]

## Overview

[edit]

### Strategic infrastructure requirements

[edit]

See also: Sino-Indian War and Line of Actual Control

In the wake of heightened road and track construction work undertaken by China along India's northern and eastern frontiers, India constituted a China Study Group (CSG) in 1997, to study the requirement of road communication, along the China border for brisk movement of troops in the event of armed conflict. At the end of the study, the CSG identified a network of 73 roads, called the India–China Border Roads (ICBR), to be developed along the Indo-China border. The Cabinet Committee on Security (CCS) in 1999 approved the construction of these roads by the Border Roads Organisation (BRO) under the Ministry of Defence. The project was to be completed by 2006 but the deadline was then extended to 2012. The Standing Committee on Defence, a body for legislative oversight, appraised strategic road connectivity in 2018. With regard to the slow pace of construction of border roads, the Border Roads Organisation stated to the committee:[16]

> It would not be incorrect to say that few years back the philosophy of our nation was that we should not make roads as near to the border as possible. That philosophy is telling today very clearly as to why we do not have roads. It is only couple of years back that we suddenly decided a change of philosophy and said no, we must go as far forward as possible. It is going to take time. Unfortunately, the time cannot be compressed. Whatever we can do, it will take time.

> — BRO, 50th Report, Standing Committee on Defence (2018-19)

Reasons such as climate, geography, land acquisition and natural disasters also accounted for the delays.[17] In 2013 the United Progressive Alliance (UPA) government took multiple administrative decisions to speed up construction. The 2017 Doklam standoff further raised the profile of the issue with the Modi government for border infrastructure along the China border.[17] ICBRs are present in Jammu and Kashmir, Ladakh, Himachal Pradesh, Uttarakhand, Sikkim and Arunachal Pradesh.[16]

### Border Infrastructure Management Authority (BIMA)

[edit]

In May 2022, Indian govt sources announced establishment of the Border Infrastructure Management Authority (BIMA) which is responsible for the integrated development of the border areas including road, rail, water, power, communications infrastructure, and the Vibrant Village Program for improvement of living conditions of natives in these areas to prevent their out-migration as the border villages are considered strategic assets.[18]

### ICBR project phases

[edit]

#### ICBR-I or Phase-1

[edit]

Phase-1 or ICBR-1 project was conceived in 1999 with a target completion date of 2012 to construct 73 strategic ICBRs of nearly 4000 km length.[10][4] It was approved in 2005.[10] Of the 73 ICBR in Phase-1, the construction of 61 roads was assigned to BRO and remaining 12 to CPWD.[19] Of the 61 roads assigned to BRO, 12 roads of 1,064.14 km length in Ladakh, 5 roads of 116.99 km length in Himachal Pradesh, 14 roads of 355 km length in Uttarakhand, 3 roads of 61.98 km length in Sikkim, and 27 roads of 1,725.46 km length are in Arunachal Pradesh.[15] ICBR-I is seen as a successor of BRO's Project HIMANK which was initiated in 1985 for the construction of border roads in Ladakh.

As of March 2021, of the 61 ICBR-I roads assigned to BRO, connectivity on 59 roads of 3,205.16 km length have been achieved. Of these 61 roads where connectivity has been achieved, 42 roads of 1,530.38 km have been paved with the black top.[15]

#### ICBR-II or Phase-2

[edit]

ICBR-II was approved in 2020-21 fiscal budget,[9] to construct additional 104 roads of more than 6,700 km length.[8][12] The proposal for the Phase 2 was first conceived in 2013 with the goal of constructing 32 roads along the border,[14] expanded version of which was approved in 2020 with inclusion of additional roads.[14][9] Amid the India-China skirmishes, the government asked all bodies to speed up the construction of the roads.[14] Additional labour was also sent to these areas to assist in speeding up construction.[14]

ICBR-II covers construction of several roads, 18 feet wide foot tracks and border out posts (BoPs) connecting several LAC patrol points (PP) and Border Personnel Meeting (BPM) points. As of 2021, in Arunachal Pradesh under the ICBR-II India is building 57 roads, 32 helipads, 47 BoPs, 12 staging camps for ITBP and many 18 ft tracks.[9]

### BIMF funding and progress of construction

[edit]

ICBR infrastructure is funded by the "Border Infrastructure and Management Fund" (BIMF) which provides funding for India's border infrastructures along Bangladesh, Pakistan and China borders.[9]

Spending on ICBR tripled between 2016 and 2020, from ₹4,600 crore (equivalent to ₹54 billion or US$650 million in 2023) to ₹11,800 crore (equivalent to ₹140 billion or US$1.7 billion in 2023).[20] Annual funding was as follows: INR 11,800 crore in 2020–21, INR 8,050 crore in 2019–20, INR 6,700 crore in 2018–19, INR 5450 crore in 2017–18, between INR 3,300 crore to INR 4,600 crore annually from 2008 to 2016.[19]

Due to significantly increased annual funding, the ICBR construction picked up pace after 2014:

* Road length construction completed: 4,764 km roads during 2014-20 versus 3,610 km during 2008–14.[19]
* Mountain formation-cutting completed: 470 km during 2017-20 versus 230 km during 2008–17.[19]
* Surface-clearing completed: 380 km during 2017-20 versus 170 km roads during 2008–17.[19]
* Bridges completed: 14,450 metres length during 2014-20 versus 7,270 metres during 2008–14.[19]
* Road tunnels completed: 6 tunnels during 2014-20 including Atal Tunnel at Rohtang Pass in the Himachal Pradesh versus 1 tunnel during 2008–14.[19]

Funds were also diverted from "General Staff (GS) roads"[a] to ICBRs.[10]

### Types of ICBRs

[edit]

Of the 73 ICBR of 3812 km, 61 of 3323.57 km were assigned to BRO, which have been subdivided based on their usage type. China Study Group had identified roads vital for defending the whole LAC at national level. Ministry of Defence had identified sub-national level inter-state and regional roads vital for larger military logistics, which were assigned to CPWD and state PWDs. ITBP which mans the forward staging areas and frontier posts on the LAC had identified strategic roads to connect the individual posts to the main trunk and arterial roads. Other roads include connecting inter state and state level.[21] The work structure for the ICBRs is divided among different agencies including the National Buildings Construction Corporation (NBCC), Central Public Works Department (CPWD), National Projects Construction Corporation (NPCC) and state public works departments.[16]

## List of ICB Roads

[edit]

### Phase 1

[edit]

Phase-I consists of 3812 km roads.[1][16]

#### Key

[edit]

* Maplink: Interactive map with road.
* OSM ID: Provides a link to road on OpenStreetMap (OSM) in the form of a relation.
* Status: Status does not represent current state of the road.
* Length: Present / planned
* Comments and citation: Further information about the road including bridges and tunnels.

#### Arunachal Pradesh

[edit]

ICB Roads in Arunachal Pradesh[1]

In Arunachal Pradesh the ICBR project, in coordination with other government programmes, has connected a number of border outposts and frontier areas to the national highway network such as Kharsang La, Taksing, Lamang, Gelling, Kibithu and Dichu.[22] Major road projects in Arunachal Pradesh include the 'Sela Pass project' which consists of the under construction Sela Tunnel.[23][16]

Representative list of ICB roads in Arunachal Pradesh  Route of road
Maplink/OSM ID | Interactive Map  | District  | Length  | Status  | Comments  | Ref

|
|
|
|
|
|

Assam - Arunachal Pradesh
Orang-Kalaktang-Shergaon-Roopa\- Tenga (OKSRT)
Map
13649310 |  | West Kameng | 158 km (98 mi)  | Completed in 2016  | It provides alternate access to eastern flank of National Highway 13 which also goes to Tawang. Bridges at Kalaktang, Gajni, Shikari, Sher, Balemu, Bomnag, Haflong.  | [24]
Arunachal Pradesh
Tato-Manigong-Tadagade
Map
13651872 |  | Shi Yomi | 86 km (53 mi)  | Partially complete  | Tato is 47 km southwest of Mechuka, Manigong is 9 km west of Mechuka, Tadagade is 33 km from Manigong.  | [16]
Bona-Gelling
Map
13652936 |  | Upper Siang | 10 km (6.2 mi)  | Complete  | Gelling is last Indian post on LAC. Gelling lies northeast of Bona. This is an extension of the Tuting-Bona-Gelling road.  | [16]
Tame Chung Chung-Taksing
Map
13653063 |  | Upper Subansiri | 54 km (34 mi)  | Completed in 2017  | The road from Nacho goes to Tame Chung Chung (TCC) at Gelensiniak. From there it diverges towards Taksing and Maja (also spelt Maza), both close to the border.

Work on TCC-Taksing started in 2000 but was completed in 2017.[25] The road TCC-Bidak was completed in 2018.[26][27]

| [16]
Tame Chung Chung-Maja
Map
13660521 |  | 48 km (30 mi)  | Complete till Bidak  | [16]
Nacho-Tame Chung Chung
Map
13660549 |  | 78 km (48 mi)  | Partially complete  | [21]
Jang-Rama Sapper
Map
13651811 |  | Tawang | 90 km (56 mi)  | Completed in 2016  | It provides access to Tawang and forms the northern/upper part of National Highway 13.  It was completed in 2016. It is a part of the unfinished Balipara-Charduar-Tawang road.[28] (Jang also spelt as Jung)  | [29]
Sangestar Tso-Kharsang La
Map
13664340 |  | 16 km (9.9 mi)  | Complete  | It lies very close to and southeast of Bum La Pass, north of Tawang, east of Lumpo and it forms the part of Bum La Road. BRO ensure maintenances.[30] Image of Sangestar Tso.  | [31][16]
Zemithang-Khinzemane
Map
13664456 |  | 25 km (16 mi)  | Complete  | The upper portion of the road is close to the Namka Chu river.  | [31][30]
Yarlung-Lamang  |  | Shi Yomi | N/A  | N/A  | Lamang is last Indian outpost near Mechuka. Yarlung post is en-route Lamang.  | [32][33]

#### Uttarakhand

[edit]

ICB Roads in Uttarakhand

In Uttarakhand, the border most points of Pulam Sumda, Mana Pass, Niti Pass, Lapthal and Rimkhim, and Lipulekh have been connected.[22]

Representative list of ICB roads in Uttarakhand  Route of road
Maplink/OSM ID | Interactive Map  | District  | Length  | Status  | Comments  | Ref

|
|
|
|
|
|

Uttarakhand
Nelong-Naga-Jadhang/Sonam
Map
13667660 |  | Uttarkashi | 30 km (19 mi)  | Partially complete  | Nelang-Naga road forks into 2 roads, one each leading to Sonam[34][35] and Jadhang IBTP border outposts (BoPs). Jadganga River bridge is on this route. The fork toward Sonam continues to Pulam Sumda. This is also known as the Nelgang-Pulam Sumda road.  | [21]
Joshimath-Malari-Girthidobla-Sumna-Rimkhim
Map
13667486 |  | Chamoli | 105 km (65 mi)  | Partially complete  | Bara Hoti-Lapthal disputed sector is 100 km from Joshimath. Joshimath-Malari road forks to 2 different ITBP posts at Malari, to Sumna-Rimkhim post in the east and another post to the west. Bridges at Dhak, Tamak, Suraithota, Subaigadhera[36] ITBP has 42 BoPs (border outposts) in Bara Hoti sector and Mana Pass area.[37][38] | [39][40]
Mana-Mana Pass
Map
13667703 |  | 48 km (30 mi)  | Complete  | Image of Mana village. Mana Pass is located on the China–India border.  | [41]
Tawaghat-Ghatiabagarh-Lipulekh
Map
13667911 |  | Pithoragarh | 100 km (62 mi)  | Complete  | Lipulekh area and the pass, Kalapani territory, Kailash Mansarovar road.  | [42][43]
Munsiyari-Milam
Map
13667746 |  |  | Partially complete  | Milam is the last village.  | [41]

#### Ladakh

[edit]

See also: List of locations in Aksai Chin and Touristic roads in Ladakh

ICB Roads in Ladakh

The forward most localities and border outposts of Daulat Beg Oldie (DBO), Hotspring, Demchok and Zursar have been connected. Roads connectivity has reduced their reliance on air transport.[22]

Representative list of ICB roads in Ladakh  Route of road
Maplink/OSM ID | Interactive Map  | District  | Length  | Status  | Comments  | Ref

|
|
|
|
|
|

Ladakh
Harong-Chushul
Map
13671808 |  | Leh | 65 km (40 mi)  | Complete  | Part of the 240 km (150 mi) Spangmik-Tangtse-Harong-Chushul-Tsaga-Loma route on towards Nyoma.  | [16]
Phobrang-Marsimik La-Hot Springs
Map
13671836 |  | 70 km (43 mi)  | Complete  | Route from Lukung near Pangong Tso towards Hot Springs close to the LAC.  | [21][41]
Darbuk-Shyok-DBO
Map
13671859 |  | 255 km (158 mi)  | Complete  | Route is partially along the Shyok River and LAC. Also called the DS-DBO road or the Sub-Sector North Road. |
Sasoma-Saser La
Map
13671925 |  | 55 km (34 mi)  | Partially complete  | The road will provide alternate connectivity to DBO in addition to existing DS-DBO road. Image of Sasser Pass.  |
Koyul-Photila-Chisumle-Zurasar
Map
13671950 |  | 120 km (75 mi)  | Complete  | Demchok sector. Zurasar is one of the last border posts in the area.  | [41]
Himachal Pradesh - Ladakh
Leh-Upshi-Sarchu
Map
333878 |  | Leh | 250 km (160 mi)  | Complete  | Part of the 428 km (266 mi) Leh–Manali Highway.  |
Nimmu–Padum–Darcha |  | Leh, Kargil, Lahaul and Spiti | 285 km (177 mi)  | Partially complete  | First all weather road to Ladakh. Third access route to Ladakh.[44][45][46] Image represents a section below Zanskar Sumdo in Lahaul.  |

#### Sikkim

[edit]

Route of road  | Interactive Map  | District  | Length  | Status  | Comments  | Ref

|
|
|
|
|
|

Sikkim
Gangtok- Chunghang  |  | Northeast Sikkim  |  | Complete  |  |
Tr Jn-Bheem Base-Dokala |  | India-China-Bhutan Tri-junction  | 19.72  | Complete  | [47][48][49] |

## Related geo-strategic projects

[edit]

See also: India–China border infrastructure

Geostrategic initiatives include the Andaman and Nicobar Command and the Quadrilateral Security Dialogue.

### Vibrant villages Border Area Development Plan

[edit]

Under the 2022-23 budget, India intends to repopulate, upgrade or establish 500 villages near the zero-line border along the LAC from Ladakh to Arunachal Pradesh,[50] while China has already established 628 villages by 2021 at a cost of $6.4 billion with heavily subsidized telecommunication, internet, electricity and utilities, etc. According to this report, out of 172 (incl. 24 3G & 78 4G) out 236 villages in Ladakh had telecom connectivity. For example, 19 border villages in Chushul had no or partial communication infrastructure.[50]

### Border airport and ALG projects

[edit]

See also: Indian Airbases, Chinese Airbases, Indian Army bases, and China's bases along LAC

Western Theater Command of China, area under integrated command.

The People's Liberation Army's Western Theater Command is responsible for the defense of China along the whole line of actual control with India.[51] The Indian Armed Forces has divided the LAC into 3 sectors - the western sector across Ladakh and the Chinese-controlled Aksai Chin, the central sector across Himachal Pradesh and Uttrakhand, and the eastern sector across Sikkim and Arunachal Pradesh.[52] Similarly, the Indian Airforce has the Prayagraj-based Central Air Command, Delhi-based Western Air Command, and Shillong-based Eastern Air Command to cover the LAC.

* Ladakh airports and advanced landing grounds (ALGs) at Daulat Beg Oldi, Fukche, Leh, Nyoma, Padum,[53] Thoise[54] and the proposed Parma Valley ALG.[55][56]
* Himachal Pradesh shares 250 km border with China.[57] Airports include Shimla Airport,[57] Kullu-Manali Airport,[57] and the proposed Rangrik.[57]
* Uttrakhand has 350 km border with Tibet.[37] Airports and ALGs include Chinyalisaur Airport and Pithoragarh Airport ALG.[37]
* Sikkim consists of the Pakyong Airport ALG.
* Arunachal Pradesh has a number of airports and ALGs at Aalo, Mechuka, Pasighat, Tawang Air Force Station, Tuting, Vijoynagar, Walong, Ziro, Daporijo, Arunachal Pradesh[58][59] and the proposed Alinye (ALG),[58][59]

### Border bridge projects

[edit]

* Teesta River road bridge in Sikkim, already completed in 2020 will serve Doklam sector.
* Teesta River railway bridge, under construction in July 2020 and on target for completion by December 2020.[60]
* New bridges on Brahmaputra River in Assam will serve Arunachal Pradesh in Eastern Sector.

### Border railway projects

[edit]

Main articles: Strategic rail lines of India, India-Bhutan geostrategic rail lines, India-Nepal geostrategic rail lines, and China rail network on India border

India's Ministry of Defence (MoD) has identified at least 15 new geostrategic rail lines to be constructed near the China, Pakistan and Nepal borders for troop deployments.[61] In comparison, China has built lines up to Shigatse in Tibet, with plans to connect it to Nepal and further to India.[62] After these lines were proposed by the ministry of defense in 2013, the Government of India approved the initial surveys of all 14 lines in 2014,[63] Some of these as well as other related projects are as follows:

### Other border road projects

[edit]

* Ladakh-Himachal-Uttrakhand
* Char Dham Highway, not part of ICBR
* Pooh–Chumar Road & Harsil-Kharcham Road. Both were announced in September 2020 in addition to the ICBR phase 1, and each will cost between INR2,000 cr to INR3,000 cr.[64][65]

* Sikkim
* Bagrakote-Gangtok Highway: 250 km-long road originating from NH17 (NH31 as per old numbering) near Bagrakote in the Dooars to Gangtok is being upgraded to national highway standard in July 2020 by the National Highways and Infrastructure Development Corporation Limited (NHIDCL). It passes through Algarah-Lava-Rishyap (in West Bengal on Sikkim border)-Rhenock-Rorathang-Pakyong-Ranipool to Gangtok. In addition to the existing landslide-prone NH10 Sevoke-Gangtok Highway, this will provide alternate access to the state capital Gangtok and beyond to the India-China border.[60]
* Arunachal Pradesh
* Arunachal Frontier Highway, proposed along the India-China border and is not part of ICBR.
* Arunachal East-West Corridor, proposed across the foothills of lower upper Arunachal Pradesh, not part of ICBR.
* Trans-Arunachal Highway, existing operational highway.

### Border tunnel projects

[edit]

See also: List of rail tunnels in India by length

As of sept 2021, India is constructing 31 road tunnels (up from 17 tunnels of 100 km total length planned in 2017), 20 in J&K and 11 in Ladakh, at the combined cost of INR1.4 lakh crore (~US$17.5 billion), this includes tunnels constructed by Ministry of Road Transport and Highways (MoRTH).[66] As of January 2023, of the tunnel projects assigned to BRO, 5 were complete, 9 were under construction ( 6 - Arunachal Pradesh, 4 - Jammu and Kashmir, 1 - Ladakh), 11 were in DPR phase, the rest have been assigned to other entities.[67] [68][19] BRO keeps 27 mountain passes open and plans to build tunnels under all of those so that traffic remains open throughout the year and the army will save several hundred crores of rupees annually presently spent on airlifting logistics supplies. Of the 13 highest motorable mountain passes in the world, 10 are in India, and out of which 8 are in Ladakh only. Out of 27 mountain passes maintained by BRO, tunnels are being constructed under 11 and the detail project report of tunnel under 9 is being prepared, tunnels will also be built under the remaining 7 mountain passes so that the army can reach the border at a faster pace with year-around all-weather connectivity through all 27 passes. Some of these tunnels have dual road and rail usage, such as the world's longest three tube rail and road tunnel under Brahmaputra. Modi government doubled the BRO's budget of GS Roads (General Staff roads for military) of BRO in 2 years, Rs2500cr in fy2021-21 to Rs3500cr in fy2022-23 to Rs5000cr in 2023–24.[69]

BRO has been constructing tunnels the strategic ICBR roads on Sino-Indian border to provide the year-round all-weather connectivity. Without these tunnels, the road access to high altitude posts on Sino-India border is closed for six months every year due to snowfall and rain, and supplies are through airlift only. These tunnels will reduce the travel time and operational costs, and eliminate the risk of avalanche and landslide. List of tunnels, from west to east along the Indo-Chinese border, is as follows:[70][71]

Tunnel construction in Himalayan areas have picked up the pace. For example, Uttrakhand has 18 existing tunnels in January 2023 and 66 more tunnels will be built in next 10 years, some of which are already under construction and others are either in DPR or planning phase.[72] In may 2023, India had 1641 ongoing tunneling projects, of which national highways had 144 tunnels of 357 km costing ₹200,000 crore including 30 tunnels (45 km) completed, 16 (120 km) under construction to be completed by fy2024-25, 54 (192 km) under the Detailed Project Report (DPR) stage.[73]

Route  | Tunnel name  | State  | Length (km)  | Operational (as of dec 2022)  | Opening (yyyy (Mmm))  | Type (Road / Rail / Dual)  | Status/Comment

|
|
|
|
|
|
|

Jammu–Baramulla rail line tunnels | Pir Panjal Railway Tunnel | Jammu and Kashmir  | 11.215 km  | Y  | 2013 (Dec)[74] | Rail  | 3 tunnels in the project.[74]
T13  | Jammu and Kashmir  | 9.8 km  | Y  | 2022 (Dec)[74] | Rail  |
T49  | Jammu and Kashmir  | 12.758 km  | N  | 2023 (Dec)[74] | Rail  |
NH44 Jammu-Udhampur-Patnitop-Banihal-Srinagar Highway tunnels | Chenani-Nashri Dr. Syama Prasad Mookerjee Tunnel | Jammu and Kashmir  | 9.028 km  | Y  | 2017 (Apr)  | Road  | 12 tunnels on NH44, two major tunnels are Dr. Syama Prasad Mukherjee Tunnel & Banihal Qazigund Road Tunnel.[75]
Banihal Qazigund Road Tunnel | Jammu and Kashmir  | 8.45 km  | Y  | 2021 (Dec)  | Road  | [75]
4-Nandni tunnels | Jammu and Kashmir  | 1.4 km  | Y  | 2022 (Dec)  | Road  | Between Jammu-Udhampur.[75]
Sudhmahadev–Dharanga Tunnel | Jammu and Kashmir  | 8 km  | N (under construction)  | 2025? (?)  | Road  | Uni-directional twin-tube tunnel near Patnitop costing INR2,598 cr.[76]
Khellani Tunnel | Jammu and Kashmir  | 2.5 km  | N (under construction)  | 2025? (?)  | Road  | [77]
NH244 Kishtwar-Qazigund-Anantnag highway  | Singhpora-Vailoo tunnel (Sinthan Top Tunnel)  | Jammu and Kashmir  | 10.3 km  | N (under construction)  | 2025? (?)  | Road  | cost INR3,253 cr.[76][77] Cost INR4,650 cr. MoRTH approved project since before 2018.
NH501 Chandanwari-Sangam Highway section on Amarnath Cave yatra route.  | Sheshnag-Sangam Tunnel (under Mahaguns Top aka Ganesh Top)  | Jammu and Kashmir  | 11 km  | N (DPR)  | 2029  | Road  | cost INR?.

Chandanwari-Sangam Highway, including 11 km long tunnel, is 22 km long greenfield section of the national highway on the South Route (via Pahalgam) of Amarnath yatra which will connect the South (via Pahalgam) and North (via Baltal) yatra routes via the highway tunnel. In January 2023, MoRTH's NHIDCL invited RFP submissions by vendors by 20 Feb 2023 for preparation of DPR (detailed project report) which will take 10 months to prepare, subsequently after 2 months long pre-construction preparation the construction will take 5 years, with the target completion date of 31 March 2029 (total 6 years).[78]

Kathua-Basohli-Bani-Chattergala-Bhaderwah highway  | Bhaderwah Tunnel  | Jammu and Kashmir  | 3.5 km  | N (DPR)  | 2027? (?)  | Road  | 2-lane tunnel.[76] Cost INR1,133 cr. MoRTH approved project since before 2018.
Chattergalla Tunnel | Jammu and Kashmir  | 6.8 km  | N (DPR)  | 2027? (?)  | Road  | 2-lane tunnel.[76] Cost INR808 cr. MoRTH approved project since before 2018.
NH144A Jammu-Akhnoor-Poonch highway tunnels (4 tunnels)  | Kandi tunnel (Tunghi Morh-Chaura tunnel)  | Jammu and Kashmir  | ? km  | N (under construction)  | 2024 (Aug)  | Road  | Paved-shoulder highway, Jammu-Akhnoor 4-lanes & Akhnoor-Poonch 2-lanes. All 4 tunnels built by BRO.[79]
Sungal Tunnel (Daghun-Sungal tunnel)  | Jammu and Kashmir  | 2.7 km  | N (under construction)  | 2024 (Aug)  | Road  | 2-lane tunnel between Daghun village Kali Dwar temple and Chowki Choura, cost INR797 cr for 9.35 section including tunnel.[79]
Nowshera tunnel (Rajal-Kallar tunnel)  | Jammu and Kashmir  | ? km  | N (under construction)  | 2024 (Aug)  | Road  | 2-lane.[80]
Bhimbar Gali tunnel (Kalai-Bhatadurian tunnel)  | Jammu and Kashmir  | ? km  | N (under construction)  | 2024 (Aug)  | Road  | Paved-shoulder highway, Jammu-Akhnoor 4-lanes & Akhnoor-Poonch 2-lanes. All 4 tunnels built by BRO.[79]
Poonch-Sophian Mughal Road highway tunnels  | Pir ki Gali Tunnel (Chhatapani-Zaznar Tunnel)  | Jammu and Kashmir  | 8 km  | N (DPR done)  | 2025? (?)  | Road  | Poonch-Shopian 2-lane highway with paved shoulder and 2-lane tunnel will cost INR4,000 cr. DPR was ready in mid 2022.[81] Tunnel from Chhatapani from the Poonch side to Zaznar from Shopian, "ideally there should be another tunnel that starts from Thanamandi and ends at Buflaiz to make it an all-weather road".[82] Tunnel cost INR2,000, JICA-funded MoRTH approved project since before 2018.
Tangdhar-Kupwara highway tunnel  | Sadhna Pass Tunnel  | Jammu and Kashmir  | ? km  | N (DPR done)  | 2025? (?)  | Road  | 2-lane highway with paved shoulder and 2-lane tunnel announced in dec 2021.[82]
Paddar-Atholi-Machail-Zanskar-Kargil highway (Hagshu La tunnel)  | Paddar-Zanskar Tunnel (Machail-Zanskar Tunnel)  | Jammu and Kashmir  | ~350 km  | N (DPR done)  | 2025? (?)  | Road  | 2-lane highway with paved shoulder and 2-lane tunnel announced in dec 2021.[82][83] Traditional foot-track was over the Umasi La, but the new highway will be built along a slightly different alignment with a tunnel under the Hagshu La. Udhampur command HQ-Srinagar-Zoji La-Kargil-Zanskar route is ~1100 km or 25 hours of travel and Udhampur-Pader-Zanskar route will be only ~350 km or 5 hours making it shortest route to serve the Kargil-Dras defence sector. Building the highway across this alpine route will be a challenge. It will connect the Buddhist villages in 3 valleys (Gandhari, Kabban, and Machail) of Pader area of Kishtwar district with Buddhist villages of Zanskar valley in the north which have the similar culture. Kishtwar to Machail Mata road has been completed under PMGSY scheme.[84]
NH1 Srinagar-Kargil-Leh tunnels | Z-Morh Tunnel | Jammu and Kashmir  | 6.5 km  | N (under construction)  | 2023 (Dec)  | Dual  | 2-lane tunnels, Zojila-La & Z-Morh are 100 km southwest of Kargil.[85][66][86]
Zoji-la Tunnel | Jammu and Kashmir  | 14.2 km  | N (under construction)  | 2023 (Dec)  | Dual  | [85][66][86]
Nilgrar Tunnel-I  | Jammu and Kashmir  | 0.433 km  | N (under construction)  | 2023 (Dec)  | Dual  | Twine-tube tunnel part of approach road to Zojila tunnel's west portal.[87]
Nilgrar Tunnel-II  | Jammu and Kashmir  | 1.95 km  | N (under construction)  | 2023 (Dec)  | Dual  | Twine-tube tunnel part of approach road to Zojila tunnel's west portal.[87]
Namika La | Ladakh  | ? km  | N (DPR)  | 2027? (?)  | ?  | [88]
Fotu La | Ladakh  | ? km  | N (DPR)  | 2027? (?)  | ?  | [88]
Kargil-Batalik-Dah-Khalatse route tunnel  | Hamboting La | Ladakh  | ? km  | N (DPR)  | 2027? (?)  | Road  | 31 km east of Kargil between Kargil & Batalik, provides an alternate to NH1 Kargil-Leh.
Leh-Khalsar-Siachen route  | Khardung La | Ladakh  | 5.5 km  | N (DPR)  | 2027? (?)  | Road  | 2-lane tunnel on Khardung La going north from Leh town to Siachen & Nubra valley.[88]
Sasoma–Saser La Road-DBO Tunnel (SSSG-DBO tunnel, Saser La - Saser Brangsa Tunnel)  | Depsang Plains | Ladakh  | ? km  | N (DPR)  | 2027? (?)  | Road  | On Sasoma–Sasser La-Saser Brangsa-Gapsam-Daulat Beg Oldi Road (SSSG-DBO Road), also Sasoma-Sasser La Road between Nubra Valley and Daulat Beg Oldi (DBO) in Depsang Plains including a tunnel between Saser La 17,800 feet (5,400 m) to Saser Brangsa, wildlife approval for which was already granted in April 2022. As of January 2023, Sasoma (near Siachen Base Camp) in south to Saser La in north route is under-construction - which is reachable on Saser La side from Murgo in northeast by a motorable road, Saser La to Saser Brangsa in northwest is a 30 km foot track under which a highway tunnel will be built, Saser Brangsa-Gapsam-Daulat Beg Oldi section in northwest is already motorable. SSSG-DBO Road connects to Darbuk–Shyok–DBO Road (DS-DBO Road) at two places: at Daulat Beg Oldi in northwest and also via the Saser La to Murgo (on DS-DBO Road) spur in northeast.[89]
Darbuk–Shyok–DBO Road tunnel (DS-DBO tunnel)  | Depsang Plains | Ladakh  | ? km  | N (DPR)  | 2027? (?)  | Road  | 2-lane tunnel.[90]
Gogra-Marsimik La-Pangong Tso-Chushul-Mahe-Karzok-Tso Moriri-Kiato-Kaza-Dhar Larang-Tiuni-Paonta Sahib-Behat-Saharanpur-Delhi Highway  | Several tunnels e.g. Marsimik La, Dhar Larang, Chheyuda Dhar, etc.  | Ladakh, Himachal, Uttar Pradesh  | ? km  | N (Planning)  | 2029?  | Road  | Karzok-Kiato has been proposed and the rest of the road is yet to be formally proposed.[91] From Gogra & Hot Springs the route will turn west to end at intersection with Darbuk–Shyok–DBO Road (DSDBO Road). Between Chusul & Marsimik La it will have tunnel under hill ranges immediately north (Marsimik) & south (Chushul & Changthang Nature Rreserve) of Pangong Tso with a bridge over the Pangong Tso & tourist ropeway to peak of finger 4.
Hemis-Tangste-Durbuk-Pangong Tso route  | Ke La | Ladakh  | ? km  | N (DPR)  | 2027? (?)  | Road  | 2-lane tunnel.[88]
NH3 Leh-Manali Highway | Lungalacha La tunnel  | Ladakh  | 14.5 km  | N (Tender)  | 2027? (?)  | Road (or Dual?)  | [92][93] Cost for Lachung La tunnel INR6,747 cr.
Bara-lacha la | Ladakh  | ?  | N (Tender)  | 2027? (?)  | Road (or Dual?)  |
Tanglang La | Ladakh  | 7.5 km  | N (Tender)  | 2027? (?)  | Road (or Dual?)  | Cost for Tanglang La tunnel INR3,490 cr.
Rohtang Tunnel | Himachal Pradesh  | 9.02 km  | Y  | 2020 (Jul)  | Dual
NH505

Manali-Kaza-Kaurik

| Kunzum Pass Tunnel (west of Kaza, between Manali-Kaza)  | Himachal Pradesh  | ? km  | N (planned)  | ? (?)  | Road  | NH505 connects Kaza to Manali in the southwest, and via Sumdo to the Sino-Indian border in the east and the Kinnaur district in the southeast. The Kaza-Tabo-Shimla route is open whole year, but the Manali-Kaza route is closed for 5–7 months every year due to the closure of the Kunzum Pass (15,000 ft) by snows. NH505 is the arterial highway through Spiti, and has been vital for this region's development.[94] NHAI is planning to construct a tunnel under the Kunzum Pass to provide all-weather connectivity between Manali and Spiti valley.[95]
Nimmu–Padum–Darcha road | Shingo La Tunnel | Himachal Pradesh  | 4.25 km  | N (under construction)  | 2027? (?)  | Road  | Provides an alternate route to NH3 Leh-Manali Highway to reach Leh. Cost INR4,095 cr for 8.8 km tunnel & approach Road.

NH154 Pathankot-Joginder Nagar-Mandi Highway upgrade to 4-lanes

| 3 new tunnels  | Himachal Pradesh  | ?  | Y (being upgraded)  | 2025? (?)  | Road  | 3 new tunnels between Joginder Nagar-Mandi newcalignment, 3 rail overbridges & 8 bypasses elsewhere on this upgraded route. Kangra-Shimla, Kiratpur-Manali, Shimla-Kalka National highways are also being upgraded to four lanes with several new tunnels on each of these routes.[96]
Harsil-Kharcham Highway  | Lamkhaga Pass tunnel  | Himachal & Uttrakhand  | ?  | N (DPR)  | 2027? (?)  | Road  | Connect Harsil & Kharcham via Lamkhaga Pass tunnel, & connect to Pooh-Chumar-Hanle Highway.[97]
Char Dham Railway | Char Dham rail tunnels  | Uttrakhand  | ?  | N (DPR)  | 2027? (?)  | Rail  | Char Dham Railway multiple rail tunnels.
Char Dham Highway | Char Dham highway tunnels  | Uttrakhand  | ? km  | N (under construction)  | 2024 (Dec)  | Road  | Char Dham Highway multiple road tunnels e.g. Chamba tunnel
Chamba tunnel  | Uttrakhand  | 0.440 km  | Y  | 2021 (Jan)  | Road  | Under the town on Rishikesh-Dharasu road.[68]
Dabarkot twin-tube tunnel  | Uttrakhand  | 2 km  | N (DPR)  | 2026  | Road  | Under landslide prone area of Dabarkot on Yamunotri Highway. DPR was prepared in late 2022 and construction will take 4 years.[98]
Rudraprayag bypass tunnel  | Uttrakhand  | 0.900 km  | N (under construction)  | Road  | 2024  | On Badrinath route, cost INR200 cr (US$25 million), construction began in November 2022.[99]
Ranipokhri tunnel (Dehradun-Tehri tunnel)  | Uttrakhand  | 27 km  | N (DPR)  | Road  | 2026?  | Between Dehradun & Tehri on ~35 km long greenfield alignment including 27 to 28 km long tunnel, starts from Ranipokhri in south. Tunnel alignment was being finalized in December 2022.[100]
Budi-Garbyang tunnel on Pithoragarh-Lipulekh Pass Highway (PLPH) or Kailash-Mansarovar Road (KMR).  | Uttrakhand  | 6 km  | N (DPR)  | Road  | 2029?  | Rs2000 cr 2-lane tunnel, on Kailash-Mansarovar yatra route.[101]
NH310A Chungthang-Tung North Sikkim highway  | Theng Tunnel | Sikkim  | 0.578 km  | Y  | 2018 (Oct)  | Road  |
NH6 Silchar-Shillong Highway | Sonapur Tunnel | Meghalaya  | 0.120 km  | Y  | 2008 (Sept)  | Road  | On NH6 (old NH44) inside Narpuh Sanctuary northwest of Silchar, connects Meghalaya with Assam's Barak Valley in Meghalaya's southeast.[68]
Brahmaputra River | Numaligarh-Gohpur under-river tunnel | Assam  | 15.6 km  | N (DPR)  | 2029? (?)  | Dual  | Twin-tubes 22 metres below river connecting NH-52 and Numaligarh on NH-37 will cost Rs 12,807 crore (US$1.7 b).[102][103]
NH13 Bogibeel (Assam)-Tawang Highway | Nechiphu Pass | Arunachal Pradesh  | 0.5 km  | N (under construction)  | 2023 (Jan)  | Dual  | 2-lane tunnel halfway between Tawang & Dirang
Sela Tunnels | Arunachal Pradesh  | 1.790 km & 0.475 km  | N (under construction)  | 2023 (Jan)  | Dual  | D-shaped single-tube Nechiphu Pass tunnel halfway between Bomdila & Bhalukpong.

### Sea ports and waterways projects

[edit]

Sagarmala port development project and the National Waterways projects will also enhance geostrategic capabilities along LAC and elsewhere. Waterway projects in Assam on Brahmaputra River and its tributaries are of geostrategic importance for the movement of military assets, these include National Waterway 2 and Subansiri River.

### Under-river tunnel

[edit]

Gohpur–Numaligarh under-river tunnel, is an under construction tunnel under the Brahmaputra river.[104]

### Mobile and internet connectivity

[edit]

In June 2020, it was announced that 54 villages in the Ladakh region; including the Demchok is among the 19 in Kargil, 11 in Zanskar and 7 in Nubra Valley; will receive mobile phone connectivity from Jio via the satellite connected towers under the Universal Service Obligation Funding (USOF) programme.[105]

### Radars

[edit]

* Uttarakhand
* Doppler radar at Mukteshwar and Surkanda Devi[106]
* Air defence radars, under construction, at Chamoli, Pithoragarh and Uttarkashi[107]

### Northeast connectivity projects

[edit]

* Northeast Connectivity projects
* Look-East Connectivity projects
* North-South and East-West Corridor
* India-Myanmar-Thailand Friendship Highway
* BCIM Economic Corridor
* Asian Highway Network
* List of bridges on Brahmaputra River

## See also

[edit]

* India portal
* Transport portal
* Roads portal
* Railways portal

Geostrategic

* India-China border infrastructure
* List of disputed territories of India
* Western Theater Command, China
* East, Central and Western Command LAC, of India
* List of Indian Air Force stations
* List of People's Liberation Army Air Force airbases

Similar rail development

* Future of rail transport in India, rail development
* China–India railway

Similar roads development

* Bharatmala
* Diamond Quadrilateral, Subsumed in Bharatmala
* Golden Quadrilateral, completed national road development connectivity older scheme
* National Highways Development Project, Subsumed in Bharatmala
* North-South and East-West Corridor, Subsumed in Bharatmala
* Expressways of India

Similar ports and river transport development

* List of National Waterways in India
* Sagar Mala project, national water port development connectivity scheme

Similar air transport development

* Indian Human Spaceflight Programme
* UDAN, national airport development connectivity scheme

General

* List of National Highways in India by highway number
* List of National Highways in India
* Transport in India

## Notes

[edit]

1. ^ "GS roads ensure inter-valley and inter-sector movement along the LAC"

## References

[edit]

1. ^ a b c d Banerjee, Ajay (9 June 2013). "Border Logistics. As China builds on border, policy potholes block India. Poor access undermines defence. No one knows how to fund rail lines. Confusion over crossroads within BRO". The Tribune India. Retrieved 11 January 2022.
2. ^ Sen, Sudhi Ranjan (27 February 2015). "Only 20 Per Cent of India-China Strategic Border Roads Ready Till Now". NDTV. Retrieved 17 January 2022.
3. ^ a b "Connectivity achieved on 59 roads along India-China border — Rajnath Singh in Rajya Sabha". ThePrint. PTI. 15 March 2021. Retrieved 18 January 2022.
4. ^ a b c d Singh, Rahul (13 February 2019). "Speed up road construction along China border: Parliamentary panel asks BRO". Hindustan Times. Retrieved 18 June 2020.
5. ^ Singh, Jitendra Bahadur (17 June 2020). "India to accelerate construction of roads along Chinese border: Sources". India Today. Retrieved 8 January 2022.
6. ^ Jakhar, Pratik (30 July 2020). "India and China race to build along a disputed frontier". BBC News. Retrieved 8 January 2022.
7. ^ "China planning building spree in Tibet as India tensions rise, sources say". Reuters. 4 September 2020.
8. ^ a b "India-China Border Row: India Continues To Upgrade Border Infrastructure As Chinese PLA Looks To Pre-Empt India". The EurAsian Times. 4 May 2021. Retrieved 11 January 2022.
9. ^ a b c d e Singh, Vijaita (15 March 2021). "Critical road on China border being constructed in Ladakh: MHA". The Hindu. ISSN 0971-751X. Retrieved 11 January 2022.
10. ^ a b c d Gurung, Shaurya Karanbir (20 April 2018). "Shortage of funds delaying strategic roads along China border". The Economic Times. Retrieved 18 June 2020.
11. ^ "Struggling with 73 roads, govt plans 55 more on China border". Deccan Herald. 9 May 2016. Retrieved 19 June 2020.
12. ^ a b "Another 6,700-km roads to come up along LAC". Tribune India. 17 March 2021. Retrieved 11 January 2022.
13. ^ "Amid Ladakh standoff with China, India puts border roads in fast lane". Deccan Chronicle. 2 June 2020. Retrieved 18 June 2020.
14. ^ a b c d e Singh, Jitendra Bahadur (17 June 2020). "India to accelerate construction of roads along Chinese border: Sources". India Today. Retrieved 18 June 2020.
15. ^ a b c Nag, Devanjana (16 March 2021). "Massive boost to infra along India-China border; Connectivity on 59 strategically important roads achieved". The Financial Express. Retrieved 11 January 2022.
16. ^ a b c d e f g h i j k Standing Committee on Defence (February 2019) Fiftieth Report: Provision of all weather road connectivity under Border Roads Organisation (BRO) and other agencies up to International borders as well as the strategic areas including approach roads- An appraisal. Ministry of Defence, Lok Sabha Secretariat, Government of India. Archived from the original on 19 June 2020.
17. ^ a b Dubey, Amitabh (3 July 2020). "How True Is the Claim that Modi Govt Is the Architect of the Border Roads Project?". The Wire. Retrieved 7 September 2020.
18. ^ Eye on China, govt plans border infra management authority, The Times of India, 2 May 2022.
19. ^ a b c d e f g h "Govt to expedite work on 32 road projects along border with China: Officials". The Times of India. PTI. 23 June 2020. Retrieved 12 January 2022.
20. ^ Tripathi, Rahul (5 July 2020). "India's spending on LAC roads has tripled in 4 years". The Economic Times. Retrieved 7 July 2020.
21. ^ a b c d Standing Committee on Defence (February 2021) Defence Committee Action Taken Report, Lok Sabha Secretariat, Parliament of India. Archived on 27 August 2021.
22. ^ a b c Dange, Vaibhav (8 October 2020). "One step closer". The Pioneer. Retrieved 12 January 2022.
23. ^ "To counter China and strengthen border security, India to construct 17 tunnels along LAC". Times Now. 6 November 2017. Retrieved 12 January 2022.
24. ^ "Kiren Rijiju inaugurates Orang-Kalaktang- Shergaon-Rupa-Tenga Road". Arunachal24. 17 October 2016. Retrieved 19 June 2020.
25. ^ "BRO toeing Army targets on Indo-China border roads: ADG". Arunachal Observer. 20 May 2018. Retrieved 19 June 2020.
26. ^ "Arunachal Pradesh: BRO builds strategic road in remote Arunachal Pradesh district". The Times of India. PTI. 16 February 2018. Retrieved 11 January 2022.
27. ^ Kumar, Pradeep (14 February 2018). "BRO links remote villages on Indo-China border". Outlook India. Retrieved 19 June 2020.
28. ^ "Balipara-Charduar-Tawang Road to be completed by 2021". Sentinel Assam. 29 August 2018. Retrieved 19 June 2020.
29. ^ K P Purushotham (2017) History of Project Vartak. Border Roads Organisation, India. pg 8.
30. ^ a b "Work on border roads intensified: BRO DG". The Arunachal Times. 10 February 2019. Retrieved 19 June 2020.
31. ^ a b "Border Roads Organization To Speed Up Road Work In Arunachal". Sentinel Assam. 11 February 2019. Retrieved 19 June 2020.
32. ^ "Arunachal Pradesh Speaker & Minister meet jawans of ITBP at Lamang Post". Sentinel Assam. 17 March 2021. Retrieved 9 January 2022.
33. ^ "Govt to build 27 roads along India-China Border". One India. 13 December 2006. Retrieved 19 June 2020.
34. ^ "BRO completes road project, reaching Nelong valley becomes convenient". The Statesman. 6 June 2019. Retrieved 19 June 2020.
35. ^ "BRO constructs two strategically important roads on China border". The Pioneer. 7 June 2019. Archived from the original on 21 June 2020. Retrieved 19 June 2020.
36. ^ "Joshimath-Malari highway inaugurated". www.projectstoday.com. 26 December 2019. Retrieved 19 June 2020.
37. ^ a b c Chauhan, Neeraj (18 July 2020). "Eyeing national security, Uttarakhand, ITBP to improve border infrastructure". Hindustan Times. Retrieved 16 January 2022.
38. ^ "BRO officials asked to speed up pending road projects". Hindustan Times. 20 February 2018. Retrieved 19 June 2020.
39. ^ After 24 years of work, strategic military outpost near India China border, Times of India, 2016.
40. ^ Kumar, Yogesh (11 November 2016). "After 24 years of work, strategic military outpost near India-China border connected with motorable road". The Times of India. Retrieved 18 January 2022.
41. ^ a b c d Gurung, Shaurya Karanbir (13 June 2020). "3,500 Jharkhand workers to be hired for Ladakh road projects". The Economic Times. Retrieved 19 June 2020.
42. ^ "Nepal Objects Road Passing Through Lipulekh Pass, India Reacts". Outlook India. 10 May 2020. Archived from the original on 21 June 2020. Retrieved 19 June 2020.
43. ^ Nandi, Shreya (8 May 2020). "BRO opens new 80-km road for Kailash Mansarovar pilgrims". Livemint. Retrieved 19 June 2020.
44. ^ Sharma, Suresh (11 September 2019). "Zanskar celebrates as new 'road' brings it 600km closer to Himachal Pradesh". The Times of India. Retrieved 19 June 2020.
45. ^ Gupta, Shishir (25 August 2020). "Govt pushes hard to complete 1st all-weather route to Ladakh". Hindustan Times. Retrieved 1 September 2020.
46. ^ "India laying new road between Ladakh and Darcha in Himachal Pradesh". Mint. PTI. 26 August 2020. Retrieved 1 September 2020.
47. ^ Som, Vishnu (3 October 2019). "How 7-Hour Journey On Mule Track To Doklam Now Takes Army Only 40 Minutes". NDTV. Retrieved 19 June 2020.
48. ^ "Doklam: one motorable road complete, second to be constructed by March 2021". The Economic Times. 3 October 2019. Retrieved 19 June 2020.
49. ^ Mohan, Vijay (13 February 2021). "Amid LAC deployments, parliamentary panel flags delays in border road construction". Tribune India. Retrieved 9 January 2022.
50. ^ a b government to open villages along China border, the Hindu, 12 March 2022.
51. ^ Krishnan, Ananth (13 May 2016). "Eye on India, China raises Tibet military command rank". India Today. Archived from the original on 7 October 2018. Retrieved 1 October 2016 - via Central Tibetan Administration.
52. ^ Fazl-e-Haider, Syed (15 July 2020). "Twisting India's Chicken's Neck". The interpreter. Lowy Institute. Retrieved 18 July 2020.
53. ^ "India plans advanced landing strips at Ladakh, Tawang". Deccan Herald. 23 February 2014. Retrieved 16 January 2022.
54. ^ Joshi, Prateek (26 July 2016). "India's Growing Military Footprint in Eastern Ladakh: Facing China | cogitASIA CSIS Asia Policy Blog". www.cogitasia.com. Center for Strategic and International Studies. Retrieved 16 January 2022.
55. ^ Joshi, Prateek (26 July 2016). "India's Growing Military Footprint in Eastern Ladakh: Facing China". cogitASIA Center for Strategic and International Studies  (CSIS) Asia Policy Blog. Retrieved 8 January 2022.
56. ^ O'Donnell, Frank; Bollfrass, Alexander K. (March 2020). "The Strategic Postures of China and India: A Visual Guide". Belfer Center for Science and International Affairs. Retrieved 8 January 2022.
57. ^ a b c d Sharma, Suresh (19 June 2020). "Himachal Pradesh: Demand for airstrip in Spiti grows amid increasing India-China tension". The Times of India. Retrieved 16 January 2022.
58. ^ a b "UDAN reaches Arunachal Pradesh; first commercial flight flagged off". Business Standard. IANS. 22 May 2018. Archived from the original on 20 November 2018. Retrieved 19 November 2018.
59. ^ a b Singh, Bikash (21 May 2018). "Arunachal Pradesh finally gets connected with Guwahati by a commercial flight". The Economic Times. Archived from the original on 19 November 2018. Retrieved 19 November 2018.
60. ^ a b Sinha, Avijit (19 June 2020). "Scurry to finish rail and road links to border". Telegraph India. Retrieved 16 January 2022.
61. ^ "India to lay 14 strategic railway lines near China, Pak border". The Times of India. PTI. 27 October 2013. Retrieved 16 January 2022.
62. ^ Bhat, Aditya (1 December 2016). "Real reason why India is building 14 strategic rail lines". International Business Times. Retrieved 16 January 2022.
63. ^ Dastidar, Avishek G (22 October 2014). "Government gives go-ahead to 4 strategic rail lines along China border". The Indian Express. Retrieved 16 January 2022.
64. ^ Modi govt's infra push along China border — 2 new roads, alternate route to Daulat Beg Oldie, The Print, 15 sept 2020.
65. ^ Shukla, Ajai (17 September 2020). "Modi, Xi Jinping and Six Years of Battle for the Psychological High Ground". The Wire. Retrieved 27 September 2020.
66. ^ a b c Zojila, Z-Morh tunnels: All you need to know about, Economic Times, 30 Sept 2021.
67. ^ LAC पर नहीं चलेगी चीन की चाल, BRO ने 2 साल में बना डाले 200 से ज़्यादा प्रोजेक्ट, लद्दाख और अरुणाचल अव्वल., News18, 13 Jan 2023.
68. ^ a b c CITY Border Roads Organisation blazes a trail in most testing conditions, Times of India, 18 nov 2022.
69. ^ देश में बन रही है विश्‍व की सबसे लंबी तीन ट्यूब वाली टनल, जानें कहां?, Bews18, 23 Jan 2023.
70. ^ Gurung, Shaurya Karanbir (13 July 2018). "For year-round border security, India plans tunnels on China border". The Economic Times. Retrieved 9 January 2022.
71. ^ "Voyants bagged Independent Engineer Services in Arunachal Pradesh". VOYANTS. 16 January 2015. Retrieved 9 January 2022.
72. ^ Uttarakhand- Rishikesh-Karnprayag rail-project tunnel उत्तराखंड बनेगा सबसे ज्यादा सुरंगों वाला पहाड़ी राज्य, www.rajyasameeksha.com, 23 Jan 2023.
73. ^ Tunnelling projects worth ₹2-lakh crore on NHs underway in India: Minister Nitin Gadkari., 18 may 2023.
74. ^ a b c d The Engineering Marvel USBRL and its Significance., Asian Times, 13 sept 2022.
75. ^ a b c 25 Massive Projects Including National Highways In Jammu Region, At Cost Of Rs 11,800 Cr, Cross Town News, 19 jan 2022.
76. ^ a b c d After Long Wait, Light at End of 2 Key Rs 6,000-Crore J&K Tunnel Projects as Govt Invites Global Tenders, News18, 3 Aug 2022.
77. ^ a b Work on 6 new tunnels in J&K and Ladakh to start in next 2 years: Gadkari, Times of India, 16 oct 2020.
78. ^ Amarnath Road Project: हर मौसम में अमरनाथ पहुंचना होगा आसान, सुरंग के साथ 22Km लंबा रोड बनाने की योजना., News18, 18 Jan 2023.
79. ^ a b c Construction of Akhnoor to Poonch highway in full swing, Greater Kashmir, 10 nov 2022.
80. ^ Nowshera tunnel on Akhnoor- Poonch road approved, Daily Excelsior,11-2-2021.
81. ^ DPR for historic Mughal Road tunnel near completion: Officials, Greater Kashmir, 9 May 2022.
82. ^ a b c 30 Road Links, Tunnels Worth Rs 50,000 Cr to Give Jammu and Kashmir Big Infrastructural Push, News18, 3 dec 2021.
83. ^ MoRTH okays release if 5.6 bn for Akhnoor-Poonch NH, Construction World, 30 sept 2022.
84. ^ Atholi-Machail-Zanskar Road Why it is important, Daily Exce 8 Jan 2023.
85. ^ a b Everything about Zoji La Tunnel, Telengana Today, 29 Oct 2021.
86. ^ a b Strategic Zojila tunnel to see defence forces crossing into Ladakh 2 years ahead of deadline, The Hindu, 28 March 2022.
87. ^ a b Tunnels in Jammu Kashmir, Drishti, accessed 14 dec 2022.
88. ^ a b c d Tunnels across major passes in Ladakh in offing; to cost Rs 5,000cr, Times of India, 24 nov 2022.
89. ^ Alternate alignment to Daulat Beg Oldi Road gets wildlife board nod, Economic Times, 29 Apr 2022.
90. ^ भारत और चीन के बीच तवांग में हुए संघर्ष के बाद बॉर्डर रोड ऑर्गेनाइजेशन का प्लान 2023., Navbharat Times, 4 Jan 2023.
91. ^ Namgyal demands Korzok-Kiato Road for all-weather connectivity of Ladakh-Spiti-Chandigarh, Daily Excrlsior, 22 Dec 2022.
92. ^ Vashisht, Abhinav (27 September 2020). "As Rohtang dream becomes reality, focus on 4 more tunnels". Tribune India. Retrieved 17 January 2022.
93. ^ Gurung, Shaurya Karanbir (13 July 2018). "For year-round border security, India plans tunnels on China border". The Economic Times. Retrieved 17 January 2022.
94. ^ Pandey, Abhimanyu (2023). "Fragile mountains, extreme winters, and bordering China: Interrogating the shaping of remoteness and connectivity through roads in a Himalayan borderland". Aktuelle Forschungsbeiträge zu Südasien - 12. Jahrestagung des AK Südasien, 21./22. Januar 2022, Bonn/online (PDF). Heidelberg: Heidelberg Asian Studies Publishing. pp. 14–17.
95. ^ "Rs 200 cr for Sumdoh-Gramphu road". The Tribune. 14 June 2020.
96. ^ Pathankot-Mandi four-laning a challenge for Sukhvinder Singh Sukhu govt, 12 Dec 2022.
97. ^ One step closer,Daily Pionner, 8 april 2020.
98. ^ Yamunotri Highway पर बनेगी दूसरी सबसे लंबी डबल लेन सुरंग नासूर बने डाबरकोट भूस्खलन जोन से मिलेगी निजात, Dainik Jagran, 22 Sept 2022.
99. ^ Kedarnath Highway पर बन रही 900 मीटर सुरंग चारधाम यात्रियों को जाम से मिलेगा छुटकारा फर्राटा भरेंगे वाहन, Dainik Jagran, 8 Nov 2022.
100. ^ देहरादून को Tehri Lake से जोड़ेगी 35 किलोमीटर लंबी सुरंग महज एक घंटे में तय होगा सफर, Dainik Jagran, 20 Dec 2022.
101. ^ Uttarakhand: 6-km tunnel to be built between Bundi, Garbyang on way to India-China border, The Print, 23 May 2023.
102. ^ Chaturvedi, Amit, ed. (14 July 2020). "Centre gives in-principle approval for tunnel under the Brahmaputra amid tension with China: Report". Hindustan Times. Archived from the original on 30 August 2020. Retrieved 3 September 2020.
103. ^ DAS GUPTA, MOUSHUMI DAS GUPTA, ed. (9 September 2021). "Modi govt proposes 15.6-km twin road tunnel of strategic importance under Brahmaputra". The Print. Archived from the original on 11 September 2021. Retrieved 10 September 2021.
104. ^ Chaturvedi, Amit, ed. (14 July 2020). "Centre gives in-principle approval for tunnel under the Brahmaputra amid tension with China: Report". Hindustan Times. Retrieved 3 September 2020.
105. ^ "54 villages in Ladakh to get mobile connectivity". The Tribune. 26 June 2020. Retrieved 19 July 2020.
106. ^ Jha, Prashant (17 October 2019). "Doppler radars will be installed in Uttarakhand by March 2020". The Times of India. Retrieved 18 September 2020.
107. ^ Verma, Lalmani (12 September 2020). "IAF plans to set up Air Defence Radars in 3 Uttarakhand districts". The Indian Express. Retrieved 18 September 2020.

## Further reading

[edit]

* Rajeswari Pillai Rajagopalan, Rahul Prakash (May 2013). Sino-Indian Border Infrastructure: An Update. ORF
* Sethi, Abheet Singh (29 June 2015). "82% Roads Along China Border Unfinished". IndiaSpend.
* Mandhana, Niharika (5 April 2017). "India Moves Mountains to Build Military Road to China Border". The Wall Street Journal. ISSN 0099-9660.
* Kulkarni, Pranav (18 May 2015). "Will finish building China border infrastructure by 2018: Rao Inderjit". The Indian Express.

* v
* t
* e

China–India relations

Diplomatic posts|

* Embassy of China, New Delhi
* Ambassadors of China to India
* Embassy of India, Beijing
* Ambassadors of India to China

Diplomacy|

* Greater East Asia Conference
* Sino-Indian Agreement 1954
* Five Principles of Peaceful Coexistence
* 2007 Delhi security summit

Conflicts|

* Sino-Indian War
* Origins of the Sino-Indian War
* 1962 Indian parliamentary resolution on China
* Defence of India act and Defence of India rules, 1962
* Forward policy
* Internment of Chinese-Indians
* Nathu La and Cho La clashes
* 1987 skirmish
* 2013 Depsang standoff
* 2017 border standoff
* 2020–2021 skirmishes
* Timeline
* Chinese Order of battle
* Indian Order of battle

Sino-Indian border dispute|

* Aksai Chin
* Dakpa Sheri
* Dehra Compass
* Depsang Bulge
* Doklam
* Dolam
* Sirijap
* Trans-Karakoram Tract
* Sino-Pakistan Agreement
* Line of Actual Control
* Differing perceptions of the LAC
* Infrastructure
* Roads
* Report of the Officials on the Boundary Question
* Border Peace and Tranquility Agreement, 1993
* Agreement on the Political Parameters and Guiding Principles, 2005
* Border Defence Cooperation Agreement, 2013
* India-China Joint Working Group on the boundary question
* Special Representative mechanism on the India-China boundary question
* Working Mechanism for Consultation and Coordination on India–China Border Affairs
* Border Personnel Meeting Point

Economic relations|

* BRICS
* BRIC
* BASIC
* BCIM Economic Corridor
* Shanghai Cooperation Organisation

Related|

* Hong Kong–India relations
* India–Taiwan relations
* India–Tibet relations
* Five Fingers of Tibet
* Chindia
* Chinas
* Cheena Bhavana
* China–India railway
* China Study Group
* Tan Yun-Shan
* Zhengyou
* Chola–Chinese relations
* Tamil–Chinese relations

Category:China–India relations
*[Ref]: Reference(s)
*[v]: View this template
*[t]: Discuss this template
*[e]: Edit this template