Line 5 Eglinton

Future light rail line in Toronto, Ontario

Line 5 Eglinton

Flexity Freedom train west of Don Valley station

Overview
Status| Under construction
Owner| Metrolinx
Locale| Toronto, Ontario, Canada
Termini|

*     * Mount Dennis (phase 1, western)
* Renforth (phase 2, western)

* Kennedy (eastern)

Stations| 32
Service
Type| Light rail
System| Toronto subway
Operator(s)| Toronto Transit Commission[1]
Depot(s)| Eglinton Maintenance and Storage Facility
Rolling stock| Flexity Freedom
History
Planned opening|

* Central: TBA[2]
* West to Renforth: 2031; 6 years' time (2031)[3]

Technical
Line length| 28 km (17 mi)
Track gauge| 1,435 mm (4 ft 8+1⁄2 in) standard gauge
Electrification| Overhead line, 750 V DC[4]
Operating speed|

* In tunnel: 80 km/h (50 mph)
* On surface: 60 km/h (37 mph)[5]

Signalling| Alstom Cityflo 650 CBTC[6]

Route map

Legend

|  |  |

|  |

To Pearson Airport (proposed)

|
|
|
|

|  |

|  |

Mississauga Transitway

|  |

|  | Renforth |

|  |

|  |

Highway 427

|  |

|  |

Mimico Creek

|  |

|  | Martin Grove
|  |

|  | Kipling
|  |

|  | Islington
|  |

|  | Royal York
|  |

|  | Scarlett
|  |

|  |

Humber River

|  |

|  | Jane
|  |

|  |

| Phase 2

Phase 1

|  |

|  | Mount Dennis |

|  |

|  |

Eglinton MSF

|  |

|  |

Black Creek Drive

|  |

|  |

Black Creek

|  |

|  | Keelesdale
|  |

|  | Caledonia |

|  |

|  | Fairbank
|  |

|  | Oakwood
|  |

|  | Cedarvale (Eglinton West) |

|  |

|  | Forest Hill
|  |

|  | Chaplin
|  |

|  | Avenue
|  |

|  | Eglinton |

|  |

|  | Mount Pleasant
|  |

|  | Leaside
|  |

|  | Laird
|  |

|  |

West Don River

|  |

|  | Sunnybrook Park
|  |

|  |

Canadian Pacific Kansas City

|  |

|  | Don Valley |

|  |

|  | Aga Khan Park & Museum
|  |

|  |

Don Valley Parkway

|  |

|  | Wynford
|  |

|  |

East Don River

|  |

|  |

Richmond Hill line

|  |

|  | Sloane
|  |

|  | O'Connor
|  |

|  | Pharmacy
|  |

|  | Hakimi Lebovic
|  |

|  | Golden Mile
|  |

|  | Birchmount
|  |

|  | Ionview
|  |

|  |

Line 2 to Kipling

|  |

|  | Kennedy (GO)  |

|  |

|  |

Line 2 to McCowan/Sheppard (future)

|  |

|  |

Eglinton East LRT (proposed)

|  |  |  |  |  |

* * *

All stations are accessible

|  |  |  |  |  |

This diagram:

* view
* talk
* edit

Show route diagram map

Show interactive map (phase 1)

Show static map

Line 5 Eglinton, also known as the Eglinton Crosstown LRT or the Crosstown, is a light rail transit line that is under construction in Toronto, Ontario, Canada, that will be part of the Toronto subway system. Owned by Metrolinx and operated by the Toronto Transit Commission (TTC), the line was conceived in 2007 during the administration of Toronto mayor David Miller as part of Transit City, a large-scale transit expansion plan that included several light rail lines proposed across the city. While the plan was later dropped by successive municipal governments, only the Eglinton Crosstown LRT received support and funding from the Government of Ontario under premier Kathleen Wynne.[7]

The line is being constructed in two phases. The first phase of the 19-kilometre (12 mi) line will include 25 stops along Eglinton Avenue, from Mount Dennis station mostly underground to Laird station, after which it will run predominantly at-grade within the street's median to Kennedy station, where it will connect underground with Line 2 Bloor–Danforth. Automatic train control will be used in the tunnelled sections. This first phase has an estimated cost of CA$12.82 billion;[8] the cost when the contract was awarded was pegged at $9.1 billion, although the cost was originally estimated at $11 billion.[9] This phase is incomplete and has no scheduled opening date. A second phase, a 9.2-kilometre (5.7 mi) westward extension from Mount Dennis, will run mostly underground or elevated to Renforth station, with seven new stations. The second phase is expected to cost $4.7 billion and to be completed by 2031. Construction of the westward extension to Renforth station began in July 2021.[10][11][3]

Two future extensions were planned: an eastern extension to the University of Toronto Scarborough[12] and a northwestern extension towards Toronto Pearson International Airport.[13] In 2022, the city of Toronto converted the eastern extension into a city project and a separate line known as the Eglinton East LRT using light rail technology incompatible with the Line 5 technology.

Construction of the first phase of the line began in 2011 and was originally expected to be completed in 2020,[14] but the opening date has been revised several times.[15] Metrolinx expected the line to be substantially complete by September 2022 but then conceded it would not meet that date. After revising the opening date of the central section to 2023 and then, amid ongoing legal action against Crosslinx (the construction consortium), Metrolinx stated they believed there was no credible schedule to complete the project.[16][17][18][19] While the central section was estimated to be 97 percent complete in September 2023, Metrolinx refused to provide an estimated completion date, although they did indicate they would provide notice three months before opening.[20][21] In June 2025, Metrolinx stated that a September 2025 opening was still possible.[22]

## History

[edit]

See also: Eglinton West line and Transit City

### Background

[edit]

The origins of Line 5 Eglinton can be traced to the 1985 Network 2011 plan conceived by the Metropolitan Toronto government as the TTC and Metro began to install the busway along Eglinton. It was to be completed by 2003. In 1986, a coalition of City of York and Etobicoke Metro councillors and the Regional Municipality of Peel persuaded Metro Council to include an Eglinton West line in a new Transit Network Plan. Work on the subway line began in 1994 and was halted following the election in 1995, which saw Mike Harris taking power and led to the cancellation of the Eglinton West line, with the existing tunnel quickly filled in.[23]

### Original concept

[edit]

Line 5 Eglinton was originally conceived as the Eglinton Crosstown LRT, a partially underground light rail line, announced in 2007 by Toronto mayor David Miller and TTC chair Adam Giambrone. It was part of the Transit City plan, which included the implementation of six other light rail lines across Toronto. The original version of the line would have run from Pearson Airport along Silver Dart Drive to Convair Drive. The line would have then turned southwest to a bridge over Highway 401 to reach Commerce Boulevard on the other side, where it would run south to reach Eglinton Avenue and the east end of the Mississauga Transitway. The rest of the line would run east along Eglinton Avenue, including a portion along which the cancelled Eglinton West subway line would have been built. The line would then traverse the city, connecting with Line 1 Yonge–University, Line 2 Bloor–Danforth, and Line 3 Scarborough.

There were 43 stops planned for the Eglinton Crosstown LRT, 13 of which would be underground.[24] Surface stops would be spaced on average 500 metres (550 yd) apart and the underground stations would be 850 m (930 yd) apart on average, as constructing numerous underground stops would be costly. The average speed would be 28 kilometres per hour (17 mph),[25][26] compared with the existing bus routes along Eglinton that have an average speed of 16 to 18 km/h (9.9 to 11.2 mph).[27] The line would terminate at Kennedy station to the east in Scarborough where it would meet Line 2 Bloor–Danforth, the proposed Scarborough Malvern LRT and GO Transit's Stouffville line. The expected cost was CA$4.6 billion.[28] As a result of provincial funding cuts, construction of the line was divided into two phases: phase one would end at Jane Street, and phase two would terminate as had been planned at the Toronto Pearson International Airport.[29]

### Rob Ford–era redesigns

[edit]

Miller's successor, Rob Ford, announced the cancellation of Transit City on December 1, 2010, the day he took office.[30] He proposed an alternative titled the "Eglinton–Scarborough Crosstown line", which put the 19-kilometre (12 mi) line along Eglinton Avenue completely underground. The line would have then followed the route of Line 3 Scarborough, thus forming a single line continuously from Black Creek Drive to McCowan. The cost would almost double to $8.2 billion and, compared to the original plan, 18 fewer stops were planned, including the elimination of the connection to Pearson Airport. Most of the additional cost would have come from putting 12 additional stations underground and for converting the Scarborough RT.

On February 8, 2012, in a special meeting, Toronto City Council, led by Karen Stintz, voted 25–18 to override Mayor Ford's modifications to the project.[31] The vote reinstated the original proposal to only construct the portion between Laird Drive and Keele Street underground while the remainder of the line is built along the surface.[31] On November 30, 2012, the environmental assessment was revised, such that the east tunnel portal location would be moved from east of Brentcliffe to east of Don Mills;[32] however, this was reversed in May 2013 after receiving community feedback.[33] In January 2013, city councillors from Scarborough put forward an alternative plan to proceed with the construction of the Eglinton Avenue portion of the line as planned but to exclude the Scarborough RT. In July 2013, plans for an "Eglinton-Scarborough Crosstown" line were abandoned, thereby reverting the entire line back to the plan that had been conceived under Transit City.[34][35]

### Location of tracks at Leslie Street

[edit]

The environmental assessment evaluated the line running in the middle of Eglinton Avenue through the valley at Leslie Street. However, in late 2012 and early 2013, there were proposals to locate the tracks elsewhere.

In 2012, Metrolinx discovered that there would be minimal cost differential between tunnelling under the West Don River at Leslie Street (the proposed location of the Sunnybrook Park stop) versus laying the track on the surface. Also, tunnelling through that section would have provided "significant improvements to construction staging, schedule and traffic impacts", according to Metrolinx.[36][37] Thus, in December 2012, Metrolinx proposed continuing the LRT tunnel from Laird station to Science Centre station and eliminating the planned Sunnybrook Park surface stop. It did not want to build an underground station at the Sunnybrook location as it would cost $80 to $100 million (as compared to about $3 million for a surface stop). Metrolinx considered the cost of an underground station to be unjustified given its low projected ridership (650 passengers at the busiest hour). Local residents objected to the elimination of their stop,[38] and by mid-2013, Metrolinx had relented and the surface stop was restored.[36][39]

Members of the public asked Metrolinx why it was proposing a centre-of-road alignment instead of running the tracks on the south side of Eglinton Avenue through the valley at Leslie Street. The south-side alignment would have avoided going through the signaled intersection at Leslie Street. Metrolinx explained that the alternate alignment "was more expensive and [would have] required an EA amendment. Due to project implementation timelines the project is proceeding with the EA option". They also stated, "It is very difficult (if not impossible) to relocate the portal from the centre of Eglinton (as proposed in the current design) and shift it to the south side of the right-of-way and continue to use the existing bridge."[40]

### Westward extension

[edit]

#### Surface station plan (2007–2019)

[edit]

In a later phase, Metrolinx had planned for the Eglinton Crosstown to be extended westwards from Mount Dennis along Eglinton Avenue West to Toronto Pearson International Airport. However, during his successful campaign in the 2014 Toronto mayoral election, John Tory proposed SmartTrack, which would have included a heavy rail transit line established along this section of Eglinton Avenue.[41][42] In 2016, the City of Toronto released a feasibility report that found this proposal would have significant capital costs ranging from $3.6 billion to $7.7 billion. In comparison, extending the Eglinton Crosstown as approved would cost $1.3 billion. It was also found that a light rail transit line would attract higher ridership than a heavy rail line.[43]

The City of Toronto's chief planner recommended the extension of the Eglinton Crosstown line (referred to as Crosstown West) to Pearson Airport in lieu of establishing SmartTrack on Eglinton Avenue, based upon negative community impacts, higher costs, and lower projected ridership associated with a heavy rail corridor.[43] On January 19, 2016, Tory agreed with the analysis and supported Metrolinx's original plan of extending the Crosstown.[44] Tory included the Crosstown West as a light-rail component of his SmartTrack plan.[45]

In June 2016, the estimated completion date was 2023.[46] The estimated cost to build the Eglinton West LRT was $2.47 billion of which the City of Toronto would contribute $1.18 billion, the federal government would contribute $822.9 million, and the City of Mississauga and the Greater Toronto Airports Authority (GTAA) would be asked to contribute $470 million for the portion of the line in Mississauga. Approvals for the financing were still to be secured as of November 2, 2016.[47]

Public meetings for the extension, renamed the Eglinton West LRT, began November 13, 2017.[48][49]

The 2010 Environmental Assessment for Transit City originally considered an entirely at-grade light rail line running west from Weston Road and Mount Dennis station. However, by October 2017, the city was considering grade separation using fly-overs and fly-unders at six intersections: Martin Grove Road, Kipling Avenue, Islington Avenue, Royal York Road, Scarlett Road, and Jane Street, with surface running between stations.[50][51][52]

On November 21, 2017, city staff recommended just 10 stops along Eglinton West between Mount Dennis station and Renforth station on the Mississauga Transitway. The most recent recommendation dropped the stops at Rangoon, East Mall, and Russell / Eden Valley.[53][54]

At a city executive committee meeting on November 28, 2017, city staff recommended building the extension without any grade separation. City staff had concluded that a fully at-grade extension would provide better access for transit users and have fewer environmental impacts. Grade separation would have little improvement on traffic because the at-grade option would use signal coordination; however, grade separation would require fewer restrictions on left turns. There would be no difference in development potential with either option. However, because of feedback from the public and local politicians, Mayor John Tory recommended more study on grade separation.[52] A fully at-grade extension was estimated to cost $1.5 to $2.1 billion. Grade separation would add an extra $881.9 million to $1.32 billion to that cost.[52]

#### Grade-separated station plan (2019–present)

[edit]

In April 2019, the brother of Rob Ford, Ontario premier Doug Ford, announced a plan for transit in the Greater Toronto Area. This included the planned extension of Line 5 Eglinton west to Pearson Airport with a section of the line built underground from Royal York to Martin Grove.[55] In February 2020, Metrolinx released an initial business case analysis of the project with four options, including three that were below grade.[56] Metrolinx ultimately decided on a mostly grade-separated line with seven stations (four underground, two elevated, one at ground level).[57]

Tipi and protest by a coalition of Indigenous peoples against the decision by Metrolinx to run Line 5 Eglinton aboveground near Jane Street

The decision to run trains above ground near the proposed station at Jane Street led to protests from late 2022 and the erection of a tipi and other temporary structures by local First Nations groups from early February 2023.[58][59] As of that month, the coalition was asking Metrolinx to pause development until a resolution was found. The group also requested more "transparency about the project - its costs, its size, and its impact".[60]

Building a mostly grade-separated extension is expected to cost $4.7 billion and would have seven stations and an estimated 37,000 daily boardings. For comparison, a surface line would have cost $2.9 billion and have had ten ground-level stations and an estimated 42,500 daily boardings. Travel time savings on an underground line would have been double that for a surface line and such a line would have been fully weatherproof, but the reduction in stations was projected to have led to a lower estimated ridership, though local bus service would have been retained given the increased spacing between stations.[61] During the 2018 Ontario general election, Liberal and Progressive Conservative candidates for Etobicoke Centre, Yvan Baker and Kinga Surma respectively, supported the underground option.[62] Of the three major parties, only Ontario NDP candidate Erica Kelly supported the surface option. Doug Ford, campaigning to become the premier of Ontario, preferred underground construction.[63]

## Construction and implementation

[edit]

Promotional logo of the construction project. Note the use of the Toronto Subway typeface.

### Central section

[edit]

#### Crosslinx

[edit]

Crosslinx Transit Solutions (CTS), a consortium of more than 26 companies, was awarded the contract to design, build and finance the Eglinton Crosstown line and to maintain it for 30 years. The contract, which excludes boring the tunnels, is for completing all other remaining work, including the stations and the finishing work within the tunnels. Some of the members of the consortium are SNC-Lavalin, Aecon, EllisDon, ACS Infrastructure Canada, Dragados, IBI Group and Scotiabank. The contract defines a public–private partnership.[9][64]

The 30-year contract to build and maintain the line will total $9.1 billion. Capital costs will be $5.3 billion, with each of the 15 underground stations costing $80–$100 million to build and the ten street-level stops $3–$5 million each. The remainder will be for financing, lifecycle and maintenance costs.[9]

In July 2015, the Crosslinx Transit Solutions Maintenance General Partnership consortium awarded Bombardier Transportation a 30-year contract to maintain Line 5's light-rail vehicles. The contract was worth $403 million.[65] Bombardier will also maintain wayside systems (track and overhead catenary) for Line 5.[66]

#### Timeline

[edit]

2010

On July 28, 2010, Metrolinx ordered four tunnel boring machines (TBMs) from Caterpillar at a cost of $54 million.[67] Each TBM is 10 metres (33 ft) long, 6.5 metres (21 ft) in diameter and weighs 400 tonnes (390 long tons; 440 short tons). They bore 10 metres (33 ft) per day, 16 to 20 metres (52 to 66 ft) below the surface.[68] The TBMs were named Dennis, Lea, Humber, and Don. The names were chosen by Jason Paris, a moderator of the UrbanToronto blog and web forums. Dennis is named after Mount Dennis, Lea is named after Leaside, Humber is named after the Humber River, and Don is named after the Don River. The names Dennis and Lea combined allude to the Canadian poet Dennis Lee, best known for the children's illustrated poetry book Alligator Pie.[69][70] When boring work was completed, enough dirt had been removed to fill the Scotiabank Arena to the height of the CN Tower.[71]

2011

In August 2011, preparation for construction of a launch shaft for tunnel boring machines at Black Creek Drive began,[72] while in October of that year, the first part of tunnel construction started.[73]

On November 9, 2011, in Keelesdale Park, Mayor Rob Ford and Premier Dalton McGuinty officially broke ground on the new project.[74]

2012

In May 2012, TTC staff released a report saying that completion of the Eglinton Crosstown was unlikely by 2020 and that a more realistic in-service date would be 2022–2023. The main reason given was that the project management had been transferred from the TTC to Infrastructure Ontario, which uses the Alternative Finance and Procurement strategy. That strategy would use a private contractor to complete the project, effectively requiring that contractor to redo all design work already completed by the TTC.[75] The TTC also warned that Metrolinx's aggressive timeline would lead to severe construction-related disruptions to communities and traffic because large stretches of the Eglinton Avenue would have to be torn up concurrently to meet deadlines.[76]

2013

In January 2013, Infrastructure Ontario issued a request for qualifications to shortlist companies to construct the line. A request for proposal was expected in mid-2013.[77]

On February 22, 2013, TBMs Dennis and Lea arrived in Keelesdale Park.[78]

In June 2013, the TBMs Dennis and Lea began tunnelling on the line. Traffic on Eglinton Avenue near Keele Street was reduced to one lane in each direction.[79]

On November 12, 2013, Metrolinx awarded a contract to a joint venture between Aecon Group and ACS Dragados Canada to construct the tunnel for the eastern portion of the line between Yonge Street and Laird Drive.[80]

2014

In March 2014, work began to clear utilities and trees on the south side of Eglinton Avenue just east of Brentcliffe Road to set up the eastern launch shaft. For two and a half years, traffic around the excavation site will be reduced from two to one lane in each direction. West of the site, more lane restrictions would go into effect to construct head walls (below-ground walls that form the ends of each subway station) at the future Laird, Bayview (later renamed Leaside) and Mount Pleasant stations. There would also be lane restrictions for two years near Hanna Road to build an emergency exit near Leaside High School.[71]

By April 2014, the TBMs had arrived at Caledonia station.[81] In April 2014, The Globe and Mail reported that the two western tunnel boring machines were excavating "approximately 1,000 cubic yards [760 m3] of spoil", per day.[82]

For the year prior to May 2014, the two TBMs Dennis and Lea had been excavating and installing concrete tunnel liners at a rate of approximately 10 metres (33 ft) per day.[83] The tunnels are lined with precast concrete liner segments. Six 2.5-tonne (2.8-ton) segments form each ring.

In early December 2014, Dennis and Lea arrived at Eglinton West station.[84] Dennis stopped to allow Lea to catch up so that they would arrive at Eglinton West station at the same time.

2015

On the weekend of April 18 and 19, 2015, the boring machines, Dennis and Lea, were lifted out of a shaft west of Allen Road and moved about 100 metres (330 ft) to a shaft just east of Allen Road.[85]

In April 2015, merchants along Eglinton Avenue West were complaining of lost revenue (up to a 35 percent dip in sales), because construction was discouraging customers with snarled traffic, limited parking options, reduced foot traffic and dusty sidewalks.[86]

By September 2015, the TBMs Don and Humber arrived for assembly in the shaft at Brentcliffe Road before starting to bore the 3.25-kilometre (2.02 mi) section west to Yonge Street.[76][71]

On September 24, 2015, Transportation Minister Steven Del Duca issued a statement saying the Crosstown would not operate until September 2021, in order "to mitigate disruption to the local community and infrastructure as much as possible". The earlier plan had been to open in 2020 with tunnelling and station construction to start in 2012.[87] Infrastructure Ontario has awarded the Crosstown construction contract to Crosslinx, a consortium led by SNC Lavalin. It will take about four years to build the stations, 15 of which will be underground.[76]

On September 29, 2015, TBM Don started to bore the north tunnel from the Brentcliffe Road launching site westwards towards Yonge Street. TBM Humber will start boring the south tunnel approximately one month later.[88]

On November 3, 2015, Del Duca announced that the contract awarded to Crosslinx Transit Solutions to complete the Crosstown and maintain it for 30 years will cost $2 billion less than originally estimated.[9]

2016

Future site of Forest Hill station; the façade of the former House of Chan restaurant unintentionally collapsed, injuring several passersby.

On March 10, 2016, a ground-breaking ceremony was held at the site of Keelesdale station, the first station to be started for construction along the Eglinton Crosstown line.[89]

In February 2016, work began on the extraction shaft for TBMs Humber and Don, which are digging the eastern segment of the line.[90] However, the hole in the street there will be much smaller than the one near Leslie Street.[71]

On April 18, 2016, at the site of the future Forest Hill station, the façade of the former House of Chan restaurant and the scaffolding that was holding it up collapsed, injuring seven people.[91]

On May 10, TBMs Dennis and Lea, both of which had been boring the western segment of the line, completed their work by reaching Yonge Street.[92] Dennis and Lea bored 6.4 kilometres (4.0 mi), installing 25,647 precast concrete tunnel segments to construct the 4,279 rings to line the twin tunnels.[68]

On August 17, TBMs Don and Humber, which had been boring the eastern segment of the line, completed their work by reaching Yonge Street. Don and Humber bored 3.3 kilometres (2.1 mi), installing 26,178 precast concrete tunnel segments to construct the 4,363 rings to line the twin tunnels.[68]

On September 1, Bombardier Transportation, which is producing cars for the line, failed to meet the delivery deadline for the pilot vehicle.[93][94]

On November 3, 2016, Metrolinx filed a "notice of intention" to cancel its contract with Bombardier for the Crosstown's rolling stock.[93][94][95]

2017

Cutting face of TBM Don being extracted just east of Eglinton station

On February 10, 2017, Bombardier filed an injunction, seeking to compel Metrolinx to stick with their contract.[94][95][96] Metrolinx responded that Bombardier did deliver a prototype for testing, as required by the contract. However, Metrolinx claimed that the prototype was so incomplete that it would not power up.[97]

Between March 13 and 17, the TBMs Don and Humber were removed in pieces from the extraction shaft on Eglinton Avenue just east of Yonge Street.[98][99]

In July 2017, construction crews began preparation for constructing the eastern at-grade portion of the line[100] by removing the median in the roadway.[101]

On August 9, the first piece of track, a turnout, was installed at the Eglinton Maintenance and Storage Facility (EMSF) in Mount Dennis. The facility was scheduled for completion in late 2018[101] but this date was later revised to early 2019.

2018

In July 2018, Crosslinx Transit Solutions, the construction company building the LRT line, sued Metrolinx, claiming that utility work prior to construction exceeded timelines Metrolinx had specified. Crosslinx sought to extend the 2021 deadline for the opening of the transit line by one year.[102][103] In August 2018, Metrolinx submitted a filing with the Ontario Superior Court of Justice to dismiss the lawsuit. This was based on an agreement with Crosslinx to resolve disputes only after construction has been completed.[104] The lawsuit was settled by Metrolinx in September 2018 under undisclosed terms.[105] It was revealed by the Auditor General of Ontario that one of the terms included an additional $237 million to be paid to Crosslinx for an assurance to meet Metrolinx's 2021 deadline.[106][103]

In October 2018, the Eglinton Maintenance and Storage Facility was substantially complete.[107]

By December 2018, 10 kilometres (6.2 mi) of track had been installed. The line requires 47 kilometres (29 mi) of track in total.[107]

2019

On January 8, 2019, Bombardier delivered the first Flexity Freedom vehicle to the Eglinton Maintenance and Storage Facility, which, according to Metrolinx, was "substantially complete and ready to receive the vehicles" by this date.[108]

Laying rails at the O'Connor stop in April 2019

In January 2019, the first concrete pour for the surface section occurred at the location of the future O'Connor stop at Eglinton Square. Before being encased in concrete, conduit pipes were laid to support communications and power cables for the Crosstown's stations and stops.[109]

From July 1 to late August 2019, Leslie Street at Eglinton Avenue was closed for the installation of tracks and infrastructure at the intersection. During this time, the TTC 51 Leslie bus route turned back at Leslie Street and Eglinton Avenue at a temporary bus loop. The temporary closure allowed work to be completed in one section instead of two, thus eliminating joints in the road and track. This provided a higher quality result, reducing future maintenance. The closure also reduced the construction period at the intersection from six months to two.[110]

In November 2019, Crosslinx informed Metrolinx that it expected the line not to be completed before May 6, 2022, and that the construction costs would total $12.58 billion, an increase of $330 million over previous estimates. The main problems reported were defective caissons (underground watertight compartments) built in the 1950s at Eglinton station, groundwater at the Avenue station site and construction difficulties at the CP Rail / Metrolinx bridge adjacent to the Mount Dennis station.[111]

On December 14, 2019, testing began between the Eglinton Maintenance and Storage Facility and the Western portal using Flexity Freedom vehicles, initially testing track clearances at slow speed. On December 17, Crosslinx conducted an inaugural run with staff and guests from the handover platform at the EMSF to the elevated guideway over Black Creek Drive. At that time, overhead wire had been installed between the EMSF to just short of the Keelesdale platform.[112][113]

2020

By the end of January 2020, Crosslinx had laid 50 percent of the line's track.[114]

In February 2020, Metrolinx announced that the line would not open until "well into 2022", a delay from the previous target of September 2021.[115] This was despite Metrolinx reaching a settlement with Crosslinx the previous year, paying the consortium $237 million to commit to a September 2021 deadline.[111] Metrolinx cited reasons for the delay: Crosslinx had started work nine months late, and had been slow to finalize some aspects of the design. Also, at Eglinton station, pipes embedded in concrete built in the 1950s were discovered in a position that impeded excavation for the Crosstown under Line 1 Yonge–University.[116]

In early March 2020, the provincial government announced it would provide $3 million in aid to local merchants negatively affected by Crosstown construction near their businesses. The Ministry of Transportation and Metrolinx also announced that they would look into an earlier, partial opening of the Crosstown line.[117]

By March 2020, Crosslinx had installed the first passenger-waiting shelter on the surface section of the line at the Pharmacy stop. The shelters were pre-fabricated and hoisted into position on the LRT boarding platform.[118]

On March 9, 2020, Crosslinx began work to extract tunnel boring machines Dennis and Lea at Duplex Avenue, one block west of Yonge Street.[118]

On May 4, 2020, Metrolinx reported the first test trip by a light rail vehicle (LRV) in a Line 5 tunnel. The trip was from the maintenance and storage facility to just short of the platform at the underground Keelesdale station. The test run was to check clearances, trackwork, and overhead power and communications; it involved several movements in and out of the tunnel at speeds of up to 25 km/h (16 mph).[119]

Science Centre station under construction in June 2020

On October 1, 2020, Crosslinx proposed partially opening Line 5 on February 28, 2022, with the Line 5 portion of Eglinton station not opening until May 2022. However, the direct connection for riders transferring between Lines 1 and 5 at Eglinton station would not be completed until September 2022; until then, passengers who wished to transfer would need to exit to the surface and descend by the entrance next door. Crosslinx says defective infrastructure from 1954 at Eglinton station, difficult hydrogeological conditions and the COVID-19 pandemic had hindered the project. Moody's Investors Service also reported delays at Kennedy, Forest Hill, Mount Pleasant and Cedarvale stations.[120] On October 8, Crosslinx filed a lawsuit against Metrolinx and Infrastructure Ontario, claiming $134 million in unexpected costs due to the pandemic. Metrolinx countered that Crosslinx had been falling behind schedule before the pandemic.[121]

In early December 2020, the first pieces of artwork were being installed at Science Centre and Mount Dennis stations.[122]

2021

By early April 2021, tracks had been laid on the surface into the Brentcliffe Portal just east of Brentcliffe Road. This location will be the transition between underground and surface running on Line 5 between Laird station and the Sunnybrook Park stop.[123] In addition, as of April 2021, 85 percent of track had been installed along the entire line.[124]

In April 2021, the last concrete "invert pour" on the line was completed at Eglinton station. The invert pour created the station's base level slab (also called an "invert"), which lies over the "mudslab", a concrete layer that sits on top of the earth.[125]

On May 3, 2021, Crosslinx energized the overhead catenary system between Laird and Kennedy stations for testing purposes. Traction power substations along the surface route supply electricity to the catenary; there will be 15 such substations.[126][127]

On May 17, 2021, Crosslinx won a case in Ontario Superior Court against Metrolinx and Infrastructure Ontario to allow compensation for the extra construction costs and project delays due to the pandemic. The court decision allowed Crosslinx to negotiate with the two provincial agencies for financial compensation and a later completion date. (The completion per the contract was to have been September 2021, later revised to 2022 by Metrolinx.) Crosslinx sought approximately $134 million in compensation for extra safety measures, absenteeism and supply-chain problems due to the COVID-19 pandemic.[128]

Line 5 LRVs manufactured by Bombardier, used for testing, parked at Brentcliffe portal in September 2021

Between May 25 and June 2, 2021, six LRVs were delivered by truck from the Eglinton Maintenance and Storage Facility to Eglinton Avenue East and Rosemount Drive along the eastern end of the line. After unloading, each LRV (powered by the catenary) ran westwards to be stored within the Brentcliffe portal. (Until this point, only the section west from Caledonia station had been operational for testing trains.) Clearance and static testing was scheduled to take place in June with LRVs moving at walking speed.[129][130][131]

Effective June 20, 2021, the TTC renumbered the Avenue Rd bus route from 5 to 13 in order to free up the route number 5 for the Eglinton line.[132]

By July 2021, 93 percent of the rail had been installed along the line. At Chaplin station, track work was being completed. However, at neighbouring Avenue station, concrete was still being poured in the tunnel at one end of the station box.[133]

Until late August 2021, Crosslinx had tested the interaction between the vehicles and communications and signal systems east of the Brentcliffe portal. Vehicles ran at slow speeds. On August 24, 2021, Crosslinx started a new phase of testing east of the Brentcliffe portal involving coupled vehicles, increased speed, braking and concurrent vehicle operation.[134]

By early October 2021, Crosslinx was finishing the trackwork at Eglinton station, which included a crossover.[135] By November 1, 2021, the last section of track was laid under Yonge Street at Eglinton station, making the rails continuous between Mount Dennis and Kennedy stations. Full completion of the catenary, signals and the communication system was not expected until 2022.[136]

In November 2021, an LRV travelled from the EMSF to Laird station under its own power at slow speed in order to test clearances and systems along the way; the section between Laird and Fairbank stations had limited power. Then, the three coupled pairs of LRVs stored at Laird station were driven back to the EMSF for maintenance and replaced by two trains for further testing of the line east of Laird station.[137]

By December 2021, Metrolinx and Infrastructure Ontario had come to a settlement with Crosslinx to pay the consortium an extra $325 million to handle additional costs due the COVID-19 pandemic and due to an unexpected obstruction at Eglinton station that was impeding construction. The line was expected to be substantially complete by September 2022 but possibly not be open until 2023.[17]

2022

New southwest entrance to Eglinton station under construction in July 2022

By late February 2022, the last signal to control LRT train movements along the line was installed in the tunnel at Laird station.[138]

In March 2022, Metrolinx announced that all 76 of the light rail vehicles had been brought together at the Eglinton Maintenance and Storage Facility, the fleet's final deliveries having arrived in 2021.[139]

In July 2022, Metrolinx started to test three-car trains together with the train control system along the line. Three cars is the maximum train length for the line and can carry up to 490 passengers.[140]

In late September 2022, Metrolinx announced that Crosslinx was behind schedule and thus Line 5 would not be completed by year-end as was previously expected. Metrolinx did not provide a revised completion date.[18] However, CBC Toronto cited an unnamed source with knowledge of the project who stated that Line 5 would likely be delayed a year, until September 2023. The completion of underground stations was behind schedule, particularly at Eglinton station where tunnelling under Line 1 was difficult.[14]

According to an internal Metrolinx report from September 2022, Crosslinx had expected to complete the project by March 2023, but Metrolinx felt that date to be unrealistic. Metrolinx blamed Crosslinx and old infrastructure at Eglinton station for project delays. Metrolinx also had complaints about deficiencies in work completed. Crosslinx had over $260 million in outstanding claims against Metrolinx.[8]

In December, CBC Toronto obtained confidential documents from Metrolinx which indicated that the company did not believe Crosslinx had a "credible plan" to complete the line. The records stated that 98 percent of construction and engineering work was completed at the time of their writing, while only 79 percent of track and train testing had been completed.[8]

2023

In February 2023, Crosslinx reported it had made good progress at Eglinton station, but some utility and road restoration work still needed to be done. By April 2023, Metrolinx had not given a project status update to the public since September 2022. Documents obtained by the Toronto Star indicated the silence from Metrolinx was at the direction of the provincial government.[141]

In late April 2023, construction crews started to remove the platform at the Sloane stop due to uneven concrete, which was causing water to pool on the platform. Replacement of the platform (built in 2020) would take one month of work, and Metrolinx said that Crosslinx would be responsible for the cost.[142]

On April 26, 2023, Brian Lilley of the Toronto Sun cited unnamed sources in government and industry who indicated that Line 5 would not open until 2024 at the earliest.[143] A day later, Metrolinx CEO Phil Verster gave a status report but gave no completion date. The project had 260 non-conformance issues for Crosslinx to fix. The major problem identified was improperly laid tracks in tunnels that might be only a few millimetres out of gauge but could result in a derailment. Testing was only 50 percent complete. Training of TTC staff to operate the line would not start until the line was fully ready.[144]

On May 14, 2023, the TTC opened the northern platform extension at Eglinton station along Line 1 Yonge–University so that Line 1 trains stop 24 metres (79 ft) further north. Upon Line 5's opening, the northern extension would offer riders a more convenient transfer between trains on Lines 1 and 5. The southern end of the original platform is closed off from trains but is still publicly accessible from the centre of the island platform to allow for access to the elevator.[145]

On May 16, 2023, Metrolinx announced that Crosslinx intended to sue the provincial agency and also to cease working with the TTC on the project. Crosslinx claimed that changes requested by the TTC were creating project delays and extra costs and that this resulted from a lack of a signed operating agreement between Metrolinx and the TTC. Crosslinx wanted the courts to remove its obligation to work on the project while issues with Metrolinx and the TTC remained unresolved. On the same day, Verster confirmed the line would not open until sometime in 2024.[19]

On September 27, 2023, Metrolinx CEO Phil Verster announced he would not give an estimated opening date for Line 5 until after "high-risk testing and commissioning work is completed". At the time of the announcement, there were about 200 unresolved defects on the project.[20]

On December 8, 2023, Verster again refused to provide any estimated opening date, saying that the date would be announced three months before opening. Crosslinx president Bill Gifford said a key piece of work could not be done in the winter months. By December 2023, 15.3 percent of the integration testing had been completed. Ten test trains were operating along the line, but testing would require increased train frequencies of three to five minutes. Training of TTC operators was 12 percent complete.[21] In December 2023, for budget purposes, the TTC made the assumption that Line 5 would open no earlier than September 2024.[146]

2024

On March 25, 2024, Metrolinx CEO Phil Verster stated that all major construction had been completed but that the most serious obstacle remaining was defects in software for the signalling and train control system.[147] The software defects were corrected with the sixth version of the software tested in April and May 2024.[148]

A Metrolinx report dated June 27, 2024, indicated that construction had been completed for 14 of the 15 stations along the line. Eglinton station was the only station where work was outstanding due to its complexity. By June 2024, 17 TTC staff had been trained as instructors. It was planned they would, in turn, train 110 operators.[148]

By early October 2024, Metrolinx stated that Line 5 would not open in 2024, but would give three months notice of its opening.[149] On December 4, 2024, Councillor Jamaal Myers, chairman of the TTC board, stated that the TTC does not expect Line 5 to open before June 1, 2025, at the earliest. Myers also said he had no confirmation from Metrolinx as to whether that date was realistic. As of December 2024, training of TTC operators had not been completed, and a 30-day test period of non-revenue service had not started.[150]

2025

A notice posted at a TTC bus stop along Eglinton Avenue indicating service changes upon the opening of Line 5 in June 2025

In March 2025, two anonymous sources told the Toronto Star that the line is expected to open in September 2025. One remarked upon the possibility of "an eleventh-hour problem" due to Metrolinx's lack of transparency regarding the construction and testing of the project.[151] In June 2025, Premier Ford stated he had confidence in a September 2025 start of operations.[152]

On March 28, 2025, Metrolinx announced that, due to the permanent closure of the Ontario Science Centre's original Don Mills site a year prior, Science Centre station would be renamed Don Valley to reflect the station's proximity to the Don Valley Parkway, the Don River, and the Don Valley itself. Other names considered for the station were Concorde, Industrial District, Olympia Square, Ferrand, and Don River.[153]

In mid-June 2025, Metrolinx handed over the operation of Line 5 to the Toronto Transit Commission. The TTC's command centre took over the line from Line 5's backup control centre. By this time, all TTC vehicle operators had been trained. Stress testing of the system remained in progress.[22] In July 2025, the TTC noted that the September opening was unlikely but that opening in the fourth quarter of 2025 was "plausible" and that the line would be open by the end of the year.[154]

At the beginning of August 2025, the CEO of Metrolinx, Michael Lindsay, announced that during stress testing there had been problems with the Flexity Freedom vehicles due to those vehicles lying unused.[155]

### West section

[edit]

The delivery strategy from Metrolinx and Infrastructure Ontario includes five separate contracts: a first advance tunnel between Renforth Drive and Scarlett Road; a second advance tunnel between Jane Street and Mount Dennis station; an elevated guideway between Scarlett Road and Jane Street; stations, rail and systems for the entire LRT; and the airport segment.

#### Advance tunnel 1 – Renforth to Scarlett

[edit]

Renforth station box under construction in October 2023

On March 10, 2020, Metrolinx and Infrastructure Ontario issued a request for qualifications (RFQ) for the construction of tunnels, marking the first phase of procurement of the western Eglinton extension.[156] On May 20, 2021, the design–build–finance contract was awarded to West End Connectors (a consortium of Dragados, Aecon and Ghella).[157]

The contract included the design, construction and financing of:[11]

* 6 kilometres (3.7 mi) of tunnels between Renforth Drive and Scarlett Road
* Advance civil engineering work (including headwalls for future construction of emergency exit buildings and stations)
* Activities necessary to build the tunnel (e.g. utility relocations, supports for shaft and headwalls, temporary power supply, lighting, ventilation, and drainage)

On April 11, 2022, tunnelling began from the launch shaft located adjacent to Renforth Transitway station;[11] two tunnel-boring machines (TBM), dubbed Rexy and Renny, tunnelled 6 kilometres (3.7 mi) eastwards to the west side of Scarlett Road, where the extraction shaft was located. Each TBM, weighing about 750 tonnes (740 long tons; 830 short tons), and measuring 6.58 metres (21.6 ft) in diameter and 131 metres (430 ft) in length - 121 metres (397 ft) longer than those used for the central section - bored tunnels 20 metres (66 ft) underground. Renny started boring in April 2022 but Rexy started later, in early August, as the launch area was only large enough to launch one TBM at a time.[158] Tunnelling was completed two years later, with Renny breaking through the extraction shaft near Scarlett Road in May 2024 and Rexy breaking through three weeks later.[159] The underground stations are being built using the cut-and-cover method.[11]

#### Elevated guideway – Scarlett to Jane

[edit]

In December 2021, Metrolinx issued a pre-qualification request for a design–build contract to build a 1.5-kilometre (0.93 mi) elevated guideway from the portal west of Scarlett Road to the portal east of Jane Street. This elevated guideway will connect both advance tunnel contracts and will take the line over the Humber River.[160] On December 15, 2023, the contract was awarded to Aecon, with construction of the guideway to begin sometime in 2024.[161]

#### Advance tunnel 2 – Jane to Mount Dennis

[edit]

On December 2, 2021, Metrolinx and Infrastructure Ontario issued the request for qualification (RFQ) for the construction of tunnels between Jane Street and Mount Dennis station. On February 16, 2024, the contract was awarded to Strabag.[162] The contract includes the design and construction of 500-metre (1,600 ft) tunnels from east of Jane Street to Mount Dennis station, as well as modifications to the station to enable through service.[162] In April 2025, construction on this short stretch of twin tunnels began, using the sequential excavation method.[163] Rather than using TBMs, this method involves excavating the tunnels in sections, spraying shotcrete on the exposed walls, and finally installing liners.[164]

#### Stations, rails and systems

[edit]

On March 25, 2024, Metrolinx and Infrastructure Ontario issued an RFQ for the stations, rails and systems contract.[165] This design–build contract will involve:[166]

* Construction of seven stations between Mount Dennis and Renforth (four underground, two elevated, and one at grade)
* 9.2-kilometre (5.7 mi) installation of rail track, signalling and train control systems, electrification, communications and other equipment
* Testing and commissioning of the line following construction

On September 27, 2024, Metrolinx and Infrastructure Ontario issued an RFP to the following teams: Integrated Transit Partners (Sacyr, NGE, Siemens, Hatch, Egis, WWP); Trillium Rail Partners (Amico, Alberici, Acciona, WSP); and WestEx Transit Solutions (Aecon, AtkinsRéalis, Pomerleau, Dragados, Arcadis). The successful proponent will be invited into a two-year design development phase with Metrolinx, anticipated to begin in mid-2025 so as to finalize pricing, scheduling, and scoping to reduce the risk of the project before major construction begins.

### Extension to Pearson Airport

[edit]

A further extension would take the line to Toronto Pearson International Airport. As of March 2024[update], the route for this extension has not been finalized, with a conceptual route heading north, crossing Highway 401, then following Highway 427 north before turning west towards the airport terminals.[167] Metrolinx is working with the Greater Toronto Airports Authority on the project.[168][169] The initial business case indicates intermediate stations at Convair and Silver Dart, with the terminus at Pearson Airport's planned Regional Transit Hub.[170][171]

## Route

[edit]

### Right-of-way

[edit]

View of a green track segment from a Line 5 Eglinton light rail vehicle at Birchmount Road Snowed-over green track on the line's surface section just west of Birchmount Road

Line 5 Eglinton will mostly run underground for 21 km (13 mi) from Renforth Drive to just east of Don Mills Road, with elevated sections across the Humber River and Black Creek valleys, as well as short at-grade sections at Renforth and Sunnybrook Park. East of Don Mills Road, it rises to the surface to continue another 6 km (3.7 mi) to end at Kennedy station.[172][173] The central section will have 46.6 kilometres (29.0 mi) of track, including six double crossovers, five mono-directional crossovers and three pocket tracks.[124] Additional crossovers for west extension will be located west of Jane station and east of Renforth station. When the line is extended further west to the airport, there will be an additional crossover on the west side of Renforth station. Both Jane and Renforth stations will have pocket tracks.[174]

Parts of the surface route will use "green track", that is, track with vegetation growing beside and between the rails. Green track will be used between the Brentcliffe Road tunnel portal (western end of the surface route) and Birchmount Road (Birchmount stop in the east end) with paved gaps at intersections, surface stops and the underground Don Valley (formerly Science Centre) station.[175] Each section of green track will have irrigation chambers, a water supply, and an energy source for the irrigation system. Green track will dampen train sounds, absorb runoff water, reduce ambient temperatures in summer and minimize the spread of dust.[176]

Surface stops will be located at accessible, signalized intersections, and will have a transparent design for passenger security. Platforms will have a signpost bearing the stop's name, a barrier along the road to protect waiting passengers, Presto machines, screens displaying the next vehicle arrival time and advertising, platform illumination and covered waiting shelters with benches and a passenger assistance intercom. The platforms will be designed for level boarding.[177][178]

### Stations and stops

[edit]

Schematic map of Line 5 Eglinton (orange; with thin line representing street-running sections), including the later westerly extension to Renforth (dark orange). Also shown are portions of the Scarborough Subway Extension (dark green) north and east of Kennedy, the Ontario Line (blue), and the former Line 3 Scarborough (dashed grey), which was decommissioned in 2023.

Station/stop[179] | Type | Notes

|
|

Under construction (phase 1)
Mount Dennis | Surface  | Located east of Weston Road; direct connection to  Kitchener line,  Union Pearson Express
Keelesdale | Underground  | Located at Keele Street
Caledonia | Underground  | Future connection to  Barrie line; indirect connection to Beltline Trail
Fairbank | Underground  | Located at Dufferin Street
Oakwood | Underground  | Located at Oakwood Avenue
Cedarvale (Eglinton West) | Underground  | Connection to  Yonge–University at the existing Eglinton West station, to be renamed Cedarvale when Line 5 opens[180]
Forest Hill | Underground  | Located at Bathurst Street
Chaplin | Underground  | Indirect connection to Beltline Trail
Avenue | Underground  | Located at Avenue Road
Eglinton | Underground  | Located at Yonge Street; connection to  Yonge–University
Mount Pleasant | Underground  | Located at Mount Pleasant Road
Leaside | Underground  | Located at Bayview Avenue
Laird | Underground  | Located at Laird Drive
Sunnybrook Park  | On-street  | Parallel side platforms located at Leslie Street[181]
Don Valley | Underground  | Located at Don Mills Road; future connection to Ontario Line; formerly named Science Centre
Aga Khan Park & Museum  | On-street  | Parallel side platforms located on the west side of the Don Valley Parkway, near its namesake Aga Khan Park and Aga Khan Museum.[182]
Wynford  | On-street  | Parallel side platforms located in the Don Mills neighbourhood just west of the bridge over Wynford Drive[183]
Sloane  | On-street  | Centre platform located in the Victoria Village neighbourhood at Bermondsey Road and Sloane Avenue.[184]
O'Connor  | On-street  | Parallel side platforms located in the Golden Mile neighbourhood between Victoria Park Avenue and Eglinton Square.[185]
Pharmacy  | On-street  | Parallel side platforms located in the Golden Mile neighbourhood at Pharmacy Avenue[186]
Hakimi Lebovic  | On-street  | Far-side platforms located in the Golden Mile neighbourhood at Hakimi and Lebovic Avenues.[187]
Golden Mile  | On-street  | Far-side platforms located in the Golden Mile neighbourhood at Warden Avenue.[188]
Birchmount  | On-street  | Parallel side platforms located in the Ionview neighbourhood at Birchmount Road[189]
Ionview  | On-street  | Parallel side platforms located at Ionview Road[190]
Kennedy | Underground  | Connection to  Bloor–Danforth and  Kennedy GO Station for Stouffville line
Under construction (phase 2)
Renforth | Open trench  | Located on the north side of the existing bus rapid transit station at the eastern terminus of the Mississauga Transitway
Martin Grove  | Underground  | Located on north side of Eglinton Avenue at the northeast corner with Martin Grove Road
Kipling  | Underground  | Located under Eglinton Avenue on the west side of Kipling Avenue with an entrance at the northwest corner and an emergency exit at the west end of the platform
Islington  | Underground  | Located on north side of Eglinton Avenue at the northeast corner with Islington Avenue
Royal York  | Underground  | Located on north side of Eglinton at the northwest corner with Royal York Road
Scarlett  | Elevated  | Located on north side of Eglinton above Scarlett Road
Jane  | Elevated  | Located on north side of Eglinton above Jane Street

#### Station names

[edit]

In the planning stages for Line 5 Eglinton, many stations and stops were given working names identical or similar to names of existing subway stations or GO Transit stations within Toronto. On November 23, 2015, a report to the TTC Board recommended giving a unique name to each station within the subway system, including those on Line 5. Thus, several stations with non-unique working names were renamed mostly after the neighbourhoods these stations serve, even those which will be comparatively simple on-street surface stops: Weston (renamed Mount Dennis), Keele (Keelesdale), Dufferin (Fairbank), Bathurst (Forest Hill), Oriole Park (Avenue), Bayview (Leaside), Leslie (Sunnybrook Park), Don Mills (Science Centre), Victoria Park (O'Connor) and Warden (Golden Mile).[191]

There were other name changes for on-street stops even though the original names did not conflict with existing station names. The Aga Khan Park & Museum stop was originally named Ferrand after the nearby Ferrand Drive.[192][182] Sloane was originally intended to be named Bermondsey but was given the name Sloane.

The Hakimi Lebovic stop was originally named Lebovic. Metrolinx changed the name after the TTC noted Hakimi Avenue led to more prominent locations such as Centennial College while support for the Lebovic name remained.[180][193] Metrolinx later named the station in honour of both businessmen Joe Lebovic and Karim Hakimi, whom the streets are named after.[194]

Despite its unique name, Eglinton West station will be renamed Cedarvale after its surrounding neighbourhood to avoid confusion with Eglinton station.[195][180] Eglinton station is not expected to be renamed "Eglinton–Yonge" (as was the case with Sheppard–Yonge station, which was named "Sheppard" before Line 4 Sheppard opened) given that Eglinton station is located in the former village of Eglinton.[196]

After the permanent closure of the Ontario Science Centre's location in Don Mills in June 2024, there was discussion about renaming Science Centre station.[197][198] In March 2025, the station was renamed Don Valley.[153]

As of 2025, alternate names for stations along the under-construction western extension at cross streets (Kipling Avenue, Islington Avenue, Royal York Road, Jane Street, and Martin Grove Road) that conflict with the names of existing or unopened stations or stops on Line 2 Bloor–Danforth and Line 6 Finch West had not been announced.

#### Public art

[edit]

Artwork at the main entrance of Oakwood station

See also: Toronto subway public art

As part of the Crosstown project, six stations along Line 5 Eglinton - Mount Dennis, Caledonia, Cedarvale (Eglinton West), Eglinton, Don Valley and Kennedy - will feature eight artworks. These stations were chosen because they are all interchange stations expected to host higher passenger volumes.[199] Some of the other stations feature other artwork, such as a photograph of pick-up sticks on a white background at Oakwood station.

All artworks will be integrated into station design and construction rather than being stand-alone pieces. Because of the controversy surrounding the artwork LightSpell at Line 1's Pioneer Village station, in which commuters could have displayed inappropriate messages that violate TTC By-Law No. 1, none of the Line 5 artworks will be interactive. The art budget is about $10 million. About $1 million of that budget will be used for digital art to appear on screens at stations along the line.[199]

## Operations

[edit]

Operating characteristics of the line include:

* There will be three types of train control on the line. Automatic train control (ATC) without a driver onboard is used within the Eglinton Maintenance and Storage Facility. In the underground segment between Mount Dennis and Laird stations, a driver will operate train doors and push a button to depart a station, with ATC controlling the train until the next station. Between Laird and Kennedy stations, the driver controls all train functions.[200][201]
* On the surface, the line will have dedicated right-of-way transit lanes separate from regular traffic[25] and usage of priority signalling at intersections to ensure certainty in travel times – unlike the streetcars in downtown Toronto and southern Etobicoke or on St. Clair Avenue in midtown Toronto.[178]
* Light rail vehicles and subways can both travel up to 80 kilometres per hour (50 mph). However, actual speed is determined by the spacing of the stops and the dwell times at stops. Line 5 vehicles will have an average speed of 28 kilometres per hour (17 mph). As a comparison, the average speed of the Line 2 Bloor–Danforth subway is 32 kilometres per hour (20 mph).[202] The maximum operating speed will be 80 kilometres per hour (50 mph) on the tunnelled portion of the line and 60 kilometres per hour (37 mph) on the street-level sections.[5]
* The projected ridership of the line is 5,400 passengers per hour in the peak direction by 2031, but the capacity of the vehicles is 15,000 passengers per hour per direction.[25]
* The surface section of the line will run on a proof-of-payment system but the underground stations will have subway-type fare gates and staff; Presto cards will be available for use across the entire line.[203]
* Metrolinx requires 76 Flexity Freedom LRVs to operate the line.[204]
* Annual operating and maintenance costs are estimated to be $80 million upon opening of the line. However, fare revenue and the costs saved by eliminating Eglinton bus service would result in a net annual cost of $39 million.[205]
* There will a total of 12 crossovers along the line to reverse LRT trains—seven at underground stations and five on the surface section. Avenue and Laird stations will also have a storage track (with Laird having both) that trains can enter and exit in either direction. The storage tracks will accommodate a train in case of an emergency or change in service as well as allowing for a change of direction.[100]
* Line 5 will use a guideway intrusion detection system (GIDS) to detect trespassers on the tracks on the underground sections of the line. When GIDS detects a trespasser on the tracks, it will issue an audio warning to the trespasser, provide live CCTV video to central control, and automatically stop the train without driver intervention. Each station will have ten GIDS scanners, five on each side of the platform. There will also be GIDS scanners at each tunnel portal. In addition, there will be three scanners within the yellow tactile strips at each platform edge to issue an audio warning if a person steps on it before the train has arrived.[206]

### Rolling stock

[edit]

See also: Bombardier Flexity Freedom § Toronto

Front view of one of Bombardier's Flexity Freedom vehicles at the Eglinton Maintenance and Storage Facility during Doors Open 2019

As the line is owned by the province of Ontario, Metrolinx chose the Bombardier Flexity Freedom light rail vehicle, which uses standard gauge rather than the TTC's own slightly larger gauge. Metrolinx wanted to avoid using a custom gauge in order to secure a better price from the manufacturer and to create a standard for other light-rail projects in the province.[207] The vehicles have an operator's cab at only one end of the vehicle; thus, the LRVs must be run in back-to-back coupled pairs.[208] Trains will use automatic train control within the tunnelled portion of the line.[200] Like the Flexity Outlook vehicles Bombardier built for the TTC's streetcar system, initial work building the chassis was performed at Bombardier's Mexican plant in Ciudad Sahagún, Hidalgo, with final assembly at Bombardier's plant in Thunder Bay.[209]

In 2010, Metrolinx ordered 182 Flexity Freedom vehicles not only for Line 5 but for other light-rail projects in Ontario. The first two deliveries were expected in the second quarter of 2015 but had not arrived by May 2017. After being unsure if a timely delivery of the Bombardier vehicle order could be relied upon, Metrolinx reduced the Bombardier order from 182 to 76 to supply just Line 5 and made a contingency order with Alstom for 61 Citadis Spirit vehicles, of which 44 would be for Line 5 and the remaining 17 for Line 6 Finch West.[210] If the Flexity Freedom order did arrive after all, surplus Alstom vehicles would be used on other Metrolinx projects (most likely the Hurontario LRT in Mississauga in Peel Region).[211][212] On October 30, 2018, Bombardier announced that the first Flexity Freedom vehicle had completed its in-house testing and would be delivered for on-site testing in Toronto in November 2018.[213] However, the first vehicle arrived late, on January 8, 2019.[108] As a commissioning test, each vehicle must travel at least 600 km (370 mi) before accepting passengers.[113]

### Eglinton Maintenance and Storage Facility

[edit]

Bombardier Flexity Freedom LRV on the car-wash track at the EMSF

Main article: Eglinton Maintenance and Storage Facility

A maintenance and storage facility is required for Line 5, given the new technology employed, track gauge and the number of vehicles ordered. The Eglinton Maintenance and Storage Facility will have storage for 162 Flexity Freedom LRT vehicles and have extensive maintenance facilities to keep them running smoothly.[214] The facility is being built near the line's western terminus at Mount Dennis station on lands formerly occupied by Kodak's Toronto campus[215][216][217] and near the Mount Dennis bus garage.

## Eglinton East LRT

[edit]

Main article: Eglinton East LRT

Under Mayor John Tory, Toronto City Council approved an eastern extension for Line 5 Eglinton on March 31, 2016,[13] and it is a City of Toronto project still in the proposal stage. However, since May 2022[update], the Eglinton East LRT has become a proposal for a separate line rather than an extension of Line 5.[218]: 1, 2

Between 2016 and 2021, the City of Toronto proposed that the Eglinton East LRT (EELRT) be an eastward extension of Line 5 Eglinton, extending from Kennedy station to Malvern Town Centre via Eglinton Avenue East, Kingston Road and Morningside Avenue. By 2022, the city had decided that the EELRT would be a separate, independent line with no rail connection to Line 5 at Kennedy station. Unlike Line 5 Eglinton and its western extension, which are Metrolinx projects, the EELRT is a City of Toronto project.[218]

By 2022, city planning staff had concluded a through-service connection with Line 5 at Kennedy station was not feasible as an EELRT tunnel would be only 2 metres (6 ft 7 in) above the SSE tunnel at Kennedy station, and the SSE tunnel structure would not be strong enough to safely support an EELRT tunnel above it.[219]: 24 As a separate line, the EELRT would use trains 50 metres (160 ft) long or less. The EELRT would use its own distinct vehicles (i.e. different from those used on Line 5 Eglinton) in order to better adapt to the line's conditions: no running in tunnels, shorter trains and platforms, and a better ability to climb steeper grades to avoid expensive road infrastructure changes that would otherwise be required if the EELRT were a Line 5 extension.[218]: 8 It would also connect with Line 2 again at Sheppard Avenue East and McCowan Road.

## See also

[edit]

* Jane LRT
* Urban rail transit in Canada

## References

[edit]

1. ^ Consiglio, Alex (October 3, 2012). "TTC to operate city's new LRT lines". Toronto Star. Archived from the original on November 3, 2012. Retrieved November 1, 2012.
2. ^ "Ford says Eglinton Crosstown LRT still on track to open in September 2025". CBC. Retrieved June 4, 2025.
3. ^ a b "Eglinton Crosstown West Extension - FAQs". Metrolinx. Retrieved December 7, 2023.
4. ^ "Eglinton LRT 2012 update" (PDF). Metrolinx. February 2012. Archived from the original (PDF) on February 13, 2013. Retrieved November 1, 2013.
5. ^ a b "Eglinton Crosstown LRT vehicles hit top speeds". Metrolinx. May 6, 2022. Archived from the original on May 6, 2022.
6. ^ "Bombardier's Rail Control Division Further Expands North American Presence". Bombardier Transportation. October 8, 2015. Archived from the original on January 9, 2019. Retrieved May 18, 2020.
7. ^ "Ontario Newsroom".
8. ^ a b c "No 'credible plan' for completion of Eglinton LRT, says Metrolinx". Toronto Star. December 12, 2022. Archived from the original on December 9, 2022. Retrieved December 9, 2022.
9. ^ a b c d Kalinowski, Tess (November 3, 2015). "$9.1B Crosstown LRT mega-contract comes in under estimates". Toronto Star. Archived from the original on November 5, 2015. Retrieved November 3, 2015.
10. ^ "Next steps announced for Eglinton Crosstown West subway extension into Etobicoke, Mississauga". Global News. Archived from the original on August 19, 2020. Retrieved September 7, 2020.
11. ^ a b c d "Tunnelling starts on the Eglinton Crosstown West Extension". Metrolinx. April 11, 2022. Archived from the original on April 12, 2022.
12. ^ "Eglinton-Scarborough Crosstown Update" (PDF). Metrolinx. June 23, 2011. Archived from the original (PDF) on November 5, 2013. Retrieved July 28, 2011.
13. ^ a b "Agenda Item History". app.toronto.ca. Archived from the original on March 17, 2016. Retrieved September 7, 2020.
14. ^ a b "Eglinton Crosstown LRT will be delayed by about a year, source says". CBC Toronto. September 23, 2022. Archived from the original on September 25, 2022. Retrieved September 23, 2022.
15. ^ "FAQs". Eglinton Crosstown: The Project. Metrolinx. Archived from the original on February 20, 2017. Retrieved February 12, 2017. "Q: What is the timeline for the project? A:The project will be complete in 2021"
16. ^ Spurr, Ben (November 24, 2021). "Metrolinx agrees to new date to complete Crosstown LRT, says credit rating agency". Toronto Star. Archived from the original on November 25, 2021. Retrieved November 25, 2021.
17. ^ a b Spurr, Ben (December 22, 2021). "Eglinton LRT to cost $325 million more — and won't open to riders until 2023". Toronto Star. Archived from the original on December 23, 2021. Retrieved December 23, 2021.+million+more+—+and+won't+open+to+riders+until+2023&rft.date=2021-12-22&rft.aulast=Spurr&rft.aufirst=Ben&rft_id=https://www.thestar.com/news/gta/2021/12/22/new-deal-sees-eglinton-crosstown-cost-another-325-million-but-gives-no-word-on-when-riders-can-use-it.html&rfr_id=info:sid/en.wikipedia.org:Line+5+Eglinton" class="Z3988">
18. ^ a b "Long-delayed Eglinton LRT delayed again, says Metrolinx". Toronto Star. September 22, 2022. Archived from the original on September 23, 2022. Retrieved September 23, 2022.
19. ^ a b Ranger, Michael (May 16, 2023). "Eglinton Crosstown won't open until 2024, construction group to take legal action: Metrolinx". CityNews. Archived from the original on May 16, 2023. Retrieved May 16, 2023.
20. ^ a b "Metrolinx refuses to say when long-delayed Eglinton Crosstown LRT might open". Toronto Star. September 27, 2023.
21. ^ a b "Metrolinx CEO still unable to give an opening date for years-delayed Eglinton Crosstown LRT". Toronto Star. December 8, 2023.
22. ^ a b "Major milestones: Here's what needs to happen before the Eglinton Crosstown can open". CTV News. June 17, 2025. Archived from the original on June 17, 2025.
23. ^ "TIMELINE: A brief history of Toronto's Eglinton Crosstown LRT project". Archived from the original on April 13, 2022. Retrieved April 29, 2022.
24. ^ "Eglinton Crosstown Light Rail Transit stops and stations" (PDF). City of Toronto. November 2010. Archived from the original (PDF) on February 4, 2021. Retrieved July 30, 2011.
25. ^ a b c "Eglinton Crosstown Backgrounder". Metrolinx. Archived from the original on August 3, 2020. Retrieved November 8, 2013.
26. ^ "Document d'information – Eglinton Crosstown" (in French). Metrolinx. Archived from the original on November 7, 2019. Retrieved May 9, 2020.
27. ^ Spears, John (August 9, 2008). "Distance between LRT stops criticized". Toronto Star. Archived from the original on August 12, 2008. Retrieved August 14, 2008.
28. ^ "Eglinton Transit City line may survive". CBC News. January 4, 2011. Archived from the original on November 9, 2012. Retrieved April 24, 2011.
29. ^ "Truncated version of Transit City does not satisfy mayor". East York Mirror. May 6, 2010. Archived from the original on May 28, 2021. Retrieved May 28, 2021.
30. ^ D'Cruz, Andrew (December 1, 2010). "Mayor Rob Ford: "Transit City is over"". Toronto Life. Archived from the original on December 4, 2010. Retrieved August 4, 2014.
31. ^ a b Kalinowski, Tess; Dale, Daniel (February 9, 2012). "Special transit meeting: Mayor Rob Ford dismisses council's vote against his subway plan". Toronto Star. Toronto. Archived from the original on February 10, 2012.
32. ^ "Laird Drive to Don Valley Parkway: Environmental Project Report Addendum Online Consultation". Eglington-Scarborough Crosstown. December 11, 2012. Archived from the original on December 16, 2012.
33. ^ Kalinowski, Tess (May 12, 2013). "Metrolinx puts Leslie back on the Crosstown map". Toronto Star. Archived from the original on November 9, 2013. Retrieved November 8, 2013.
34. ^ Kalinowski, Tess (May 6, 2013). "Scarborough councillors seek subway line instead of LRT: A group of Toronto councillors wants to replace the planned LRT for Scarborough with a subway. But a subway would cost $500 million more". Toronto Star. Archived from the original on May 9, 2013. Retrieved July 3, 2013. "An LRT would use the same route as the SRT. It would be 9.9 kilometres (6.2 mi) versus 7.6 kilometres (4.7 mi) of subway. The LRT would have seven stations, the subway, only three."+million+more&rft.date=2013-05-06&rft.aulast=Kalinowski&rft.aufirst=Tess&rft_id=https://www.thestar.com/news/gta/2013/05/06/scarborough_councilors_seek_subway_line_instead_of_lrt.html&rfr_id=info:sid/en.wikipedia.org:Line+5+Eglinton" class="Z3988">
35. ^ Kalinowski, Tess (January 17, 2013). "TTC report threatens to reopen Scarborough subway debate: One commissioner says it's proof Scarborough can have a new subway line under construction within the decade, but Metrolinx dismisses that". Toronto Star. Archived from the original on September 26, 2013. Retrieved July 3, 2013. "Glenn DeBaeremaeker (Ward 38, Scarborough Centre) said the latest TTC report gives him new confidence that there will be a subway underway in Scarborough within a decade."
36. ^ a b Robinson, Jamie (May 10, 2013). "Metrolinx Announces Design Changes and Public Meetings on Eglinton LRT (Update 8)". Steve Munro. Retrieved November 2, 2017 - via email to Steve Munro. "Metrolinx had identified some potential issues with the Brentcliffe Road launch site. ... We believed that our proposals would result in significant improvements to construction staging, schedule and traffic impacts. However, in discussions with the local community and with local community organizations it was clear that there was a strong preference for a stop at Leslie Street ..."
37. ^ Robinson, Jamie (June 17, 2013). "Metrolinx Announces Design Changes and Public Meetings on Eglinton LRT (Update 8)". Steve Munro. Retrieved November 2, 2017 - via email to Steve Munro. "[One of the options recommended] included a continuation of the bored tunnel from the west to pass under the West Don River and portal east of the Don Valley Parkway. That option was selected because the cost differential with the at-grade options was minimal, provided that a station at Leslie Street was not required. If a Leslie Station would be required, then one of the at-grade south side options was the preferred option."
38. ^ Kalinowski, Tess (February 12, 2013). "Eglinton-Crosstown LRT: Leasiders fight to put Leslie stop back on the map". Toronto Star. Retrieved October 11, 2014. "The stop is being eliminated as part of a change to the LRT construction plan. Disappointed condo-dwellers at Leslie and Eglinton and, nearby Leaside are vowing to fight the decision by Metrolinx."
39. ^ Landau, Jack (November 12, 2013). "Metrolinx Awards Contract for Crosstown LRT East Tunnel Section". UrbanToronto. Archived from the original on September 3, 2014. Retrieved October 12, 2014. "With the winning bid for the eastern tunnel section announced, additional specific details about the Crosstown are now beginning to emerge. A newly released rendering from Metrolinx gives us our first look at the configuration of the future transition from tunneled section to surface track bed between Brentcliffe and Leslie."
40. ^ Robinson, Jamie (June 17, 2013). "Metrolinx Announces Design Changes and Public Meetings on Eglinton LRT (Update 8)". Steve Munro. Retrieved November 2, 2017 - via email to Steve Munro. "[With a south-side alignment,] the LRT would have been in a completely separate right-of-way on a new bridge across the West Don River in order to maintain current vehicle capacity of Eglinton Avenue East (i.e., no conversion of travel lanes to LRT tracks). ... It is very difficult (if not impossible) to relocate the portal from the centre of Eglinton (as proposed in the current design) and shift it to the south side of the right-of-way and continue to use the existing bridge. The "viaduct" option that HMM reviewed, was suggested by the public and was presented during the recent consultations for the changes in the East, was more expensive and required an EA amendment. Due to project implementation timelines the project is proceeding with the EA option."
41. ^ Munro, Steve (September 16, 2014). "John Tory's "SmartTrack": Will That Train Ever Leave The Station?". Steve Munro. Archived from the original on May 5, 2015. Retrieved May 5, 2015.
42. ^ Munro, Steve (October 17, 2014). "SmartTrack: That Pesky Curve in Mount Dennis". Steve Munro. Archived from the original on April 3, 2015. Retrieved May 5, 2015.
43. ^ a b Keesmaat, Jennifer (January 18, 2016). "SmartTrack Western Corridor Feasibility Review" (PDF). City of Toronto. Archived (PDF) from the original on January 3, 2017. Retrieved February 12, 2017. "The feasibility review examined heavy rail corridor options from several perspectives: technical requirements for heavy rail, service concept and integration with RER, regulatory requirements for heavy rail, land use compatibility and impacts, and cost."
44. ^ "SmartTrack still on track despite changing plan, Mayor Tory says". Toronto Star. January 19, 2016. Archived from the original on September 16, 2017. Retrieved September 3, 2017.
45. ^ Moore, Oliver (July 13, 2016). "Toronto City Council approves planning for raft of transit projects". The Globe and Mail. Archived from the original on April 4, 2017. Retrieved July 14, 2016.
46. ^ Spurr, Ben; Pagliaro, Jennifer (June 26, 2016). "Mayor John Tory's transit priorities face financial, political challenge: analysis". Toronto Star. Archived from the original on June 28, 2016. Retrieved July 20, 2016.
47. ^ Grewal, San (November 2, 2016). "Mississauga fumes over $470 million Toronto LRT funding assumption". Toronto Star. Archived from the original on November 4, 2016. Retrieved November 2, 2016.+million+Toronto+LRT+funding+assumption&rft.date=2016-11-02&rft.aulast=Grewal&rft.aufirst=San&rft_id=https://www.thestar.com/news/gta/2016/11/02/mississauga-fumes-over-470-million-toronto-lrt-funding-assumption.html&rfr_id=info:sid/en.wikipedia.org:Line+5+Eglinton" class="Z3988">
48. ^ Johnson, Andrew (November 7, 2017). "Public Meetings for Eglinton West LRT to Begin November 13th". Urban Toronto. Archived from the original on November 14, 2017. Retrieved November 13, 2017.
49. ^ "About the Eglinton West LRT". Eglinton West LRT. City of Toronto. Archived from the original on November 14, 2017. Retrieved November 13, 2017.
50. ^ Johnson, Andrew (November 7, 2017). "Public Meetings for Eglinton West LRT to Begin November 13th". UrbanToronto. Archived from the original on November 14, 2017. Retrieved November 22, 2017.
51. ^ "Eglinton West LRT: Stage One Report" (PDF). Municipal government of Toronto. October 3, 2017. Archived (PDF) from the original on December 1, 2017. Retrieved November 22, 2017.
52. ^ a b c Pagliaro, Jennifer (November 28, 2017). "Tory backs second look at tunnelled Eglinton West LRT". Toronto Star. Archived from the original on November 29, 2017. Retrieved November 29, 2017.
53. ^ "Attachment 2 Eglinton West LRT Extension Technical & Planning Update" (PDF). City of Toronto. October 3, 2017. p. 2\. Archived (PDF) from the original on December 1, 2017. Retrieved November 22, 2017.
54. ^ Pagliaro, Jennifer (November 21, 2017). "City staff recommend moving ahead on SmartTrack stations despite financing uncertainty". Toronto Star. Archived from the original on November 22, 2017. Retrieved November 22, 2017. "A report from city staff released Tuesday ... recommends a 10-stop LRT along Eglinton Ave. West."
55. ^ "What you need to know about Doug Ford's contentious plan for transit in the GTA". CBC News. April 10, 2019. Archived from the original on December 31, 2019. Retrieved December 21, 2019.
56. ^ "Eglinton Crosstown West Extension Initial Business Case" (PDF). metrolinx.com. Metrolinx. February 2020. Archived (PDF) from the original on March 12, 2020. Retrieved March 6, 2020.
57. ^ "Eglinton Crosstown West Extension". Metrolinx. Archived from the original on March 10, 2020. Retrieved September 21, 2020.
58. ^ "Protestors say elevated LRT will destroy valuable forest and parkland". CityNews. January 7, 2023. Archived from the original on February 20, 2023. Retrieved February 20, 2023.
59. ^ "Group wants Metrolinx, Ford government to bury an elevated track that's set to run through local green space". CBC News. January 7, 2023. Archived from the original on February 20, 2023. Retrieved February 20, 2023.
60. ^ "About Stop / What We Want". February 2023. Archived from the original on February 20, 2023. Retrieved February 20, 2023.
61. ^ Spurr, Ben (September 20, 2020). "Burying the Eglinton West LRT will cost an extra $1.8 billion and may serve fewer local riders. So why do it?". Toronto Star. Archived from the original on September 24, 2020. Retrieved September 21, 2020.+billion+and+may+serve+fewer+local+riders.+So+why+do+it?&rft.date=2020-09-20&rft.aulast=Spurr&rft.aufirst=Ben&rft_id=https://www.thestar.com/news/gta/2020/09/20/burying-the-eglinton-west-lrt-will-cost-an-extra-18-billion-and-may-serve-fewer-local-riders-so-why-do-it.html&rfr_id=info:sid/en.wikipedia.org:Line+5+Eglinton" class="Z3988">
62. ^ "Yvan Baker supports tunneling". Youtube. 2018. Archived from the original on August 24, 2022. Retrieved August 24, 2022.
63. ^ Moore, Oliver (February 28, 2020). "Costs of major transit projects will far exceed their benefits, according to Metrolinx reports". The Globe and Mail. Archived from the original on March 2, 2020. Retrieved March 17, 2020.
64. ^ Moore, Oliver (November 3, 2015). "Ontario government shaves $2-billion off Eglinton Crosstown LRT price tag". The Globe and Mail. Archived from the original on November 4, 2015. Retrieved November 3, 2015.
65. ^ "Bombardier wins $403M Eglinton Crosstown maintenance contract". Canadian Manufacturing. July 27, 2015. Archived from the original on September 21, 2020. Retrieved April 28, 2021.
66. ^ "Bombardier awarded 30-year services contract for Toronto's Finch West Light Rail Transit project". GlobeNewswire (Press release). December 23, 2020. Archived from the original on December 27, 2020. Retrieved April 28, 2021.
67. ^ Kalinowski, Tess (July 28, 2010). "Metrolinx orders tunneling machines". Toronto Star. Archived from the original on December 26, 2012. Retrieved September 3, 2017.
68. ^ a b c McKenzie, Daniel (August 17, 2016). "Big dig wraps for Eglinton Crosstown LRT". Toronto Sun. Archived from the original on August 19, 2016. Retrieved August 18, 2016.
69. ^ "Announcing the winning names of the Tunnel Boring Machine Naming Contest..." Metrolinx. June 5, 2013. Archived from the original on August 5, 2017. Retrieved February 12, 2017. "The most popular set of names were shortlisted and voted on by the public. Thank you to Jason Paris (Dennis and Lea), Graham Gersdorff, Val Dodge and Reiner Kravis (Don and Humber) of Toronto for submitting the winning names!"
70. ^ Leal, Brandon (June 5, 2013). "Eglinton Crosstown TBMs get a Personality and a Send-Off". Urban Toronto. Archived from the original on March 16, 2017. Retrieved February 12, 2017. "In October 2012 Metrolinx announced a near month long contest public contest to name the tunnel boring machines (TBM)."
71. ^ a b c d Winsa, Patty (March 21, 2014). "Metrolinx begins its big eastern dig on the Eglinton Crosstown LRT: Get ready for traffic". Toronto Star. Archived from the original on March 23, 2014. "Parts for the next two tunnel-boring machines to work on digging underground parts of the line — nicknamed Don and Humber — will arrive this summer and be assembled in the shaft, before they start drilling the 3.25-kilometre section west to Yonge St."
72. ^ "Crosstown Community Update | Crosstown". Archived from the original on April 4, 2023. Retrieved April 4, 2023.
73. ^ Thompson, John (March 8, 2016). "Eglinton Crosstown under way, underground". Railway Age. Archived from the original on February 1, 2021. Retrieved March 5, 2020.
74. ^ Alcoba, Natalie (November 9, 2011). "Ford, McGuinty get up-close look at Eglinton LRT construction". National Post. Retrieved August 4, 2014.
75. ^ Chu, Showwei (May 29, 2012). "Eglinton LRT unlikely to meet 2020 completion date: TTC report". Citytv News. Toronto. Archived from the original on January 19, 2013. Retrieved June 25, 2012.
76. ^ a b c Kalinowski, Tess (September 24, 2015). "Eglinton Crosstown to open a year later than expected". Toronto Star. Archived from the original on September 25, 2015. Retrieved September 24, 2015.
77. ^ "Request for Qualifications Issued for the Eglinton Crosstown LRT and Scarborough LRT Lines". Infrastructure Ontario. January 22, 2013. Archived from the original on October 5, 2013. Retrieved March 10, 2013.
78. ^ Kalinowski, Tess (February 22, 2013). "Eglinton Crosstown LRT tunneling a step closer". Toronto Star. Archived from the original on November 5, 2013. Retrieved August 4, 2014.
79. ^ "Machines begin tunnelling for Eglinton Crosstown LRT". CBC News. June 5, 2013. Archived from the original on July 19, 2013. Retrieved July 5, 2013.
80. ^ Landau, Jack (November 12, 2013). "Metrolinx Awards Contract for Crosstown LRT East Tunnel Section". Urban Toronto. Archived from the original on September 3, 2014. Retrieved October 12, 2014. "As tunnel boring machines continue to etch their path eastbound underneath Eglinton Avenue from Keele Street for the western leg of the Eglinton Crosstown LRT project, a winning bidder has been announced for the eastern section of tunnel, which will run from Brentciffe Road to Yonge Street, starting just east of the easternmost underground station at Laird Drive."
81. ^ Alamenciak, Tim (April 30, 2014). "Eglinton Crosstown LRT back on schedule, engineer says". Toronto Star. Archived from the original on August 3, 2014. Retrieved January 22, 2015. ""It's a seemingly simple process that's actually very high tech," said Kramer. The first of the two tunneling machines (dubbed Dennis) entered the ground June of 2013 and has made it to Caledonia Rd. from its starting point at Black Creek Dr. The other machine, Lea, is just behind."
82. ^ Moore, Oliver (April 29, 2014). "Underground for now, construction proceeds on Eglinton LRT". The Globe and Mail. Archived from the original on December 21, 2014. Retrieved January 22, 2015. "Headwalls that will form the box of the stations have been installed at Keele Street and Caledonia Road, and work is under way on one at Dufferin Street. The TBMs go right through headwalls after they have been built, in order to ensure a tight seal, and the two at work in this area are now on either side of what will eventually be the Caledonia LRT station."
83. ^ Gupta, Rahul (May 9, 2014). "Eglinton LRT: Construction activity well underway on both sides of Allen Road". Inside Toronto. Archived from the original on January 23, 2015. Retrieved January 22, 2015. "Digging 50 feet below street level, the 81-metre long TBMs nicknamed Dennis and Lea are located in the vicinity of Caledonia Road, one of 12 underground Crosstown stations planned for the route. They are expected to reach the Allen later this year, when they will be redeployed beyond Eglinton West subway station to continue the dig east towards Yonge Street."
84. ^ "TBM tracker". Google My Maps. Archived from the original on May 16, 2023. Retrieved May 16, 2023.
85. ^ Carville, Olivia (April 19, 2015). "An exciting glimpse at boring machines on Eglinton". Toronto Star. Archived from the original on December 8, 2017. Retrieved September 3, 2017.
86. ^ Pelley, Lauren (April 19, 2015). "Eglinton businesses feeling sting of Crosstown construction". Toronto Star. Archived from the original on January 9, 2019. Retrieved September 3, 2017.
87. ^ Collins, Jack (May 19, 2010). "Achieving 5 in 10 – A Revised Plan for the Big 5 Transit Projects" (PDF). Metrolinx. Archived from the original (PDF) on February 13, 2013. Retrieved September 27, 2015. "Complete and in-service by 2020"
88. ^ "Launch of tunnel boring machines and tunnelling work in the east". Metrolinx. October 1, 2015. Retrieved October 13, 2015.
89. ^ "Crews break ground on 1st of 25 Eglinton Crosstown stations". CBC News. March 10, 2016. Archived from the original on March 15, 2016. Retrieved March 22, 2016.
90. ^ "Temporary Closure of Holly Street at Eglinton Avenue East". Metrolinx. February 24, 2016. Archived from the original on January 3, 2017. Retrieved February 12, 2017. "The extraction shaft is required to be completed in advance of receiving the two TBMs (Don and Humber), which are currently tunnelling westward from their start-point, just east of Brentcliffe Road."
91. ^ Johnston, Paul (April 18, 2016). "Eglinton scaffolding collapse injures 7, including baby: paramedics". CP24. Archived from the original on December 31, 2017. Retrieved February 11, 2020.
92. ^ "Crosstown Tunnelling Reaches Yonge Street". Ministry of Transportation of Ontario. May 10, 2016. Archived from the original on September 18, 2016. Retrieved February 12, 2017. "Today Tunnel Boring Machines (TBMs) Dennis and Lea, boring the western segment tunnels, arrived at Yonge Street having travelled 6,419 metres from where they started at Black Creek Drive in spring 2013."
93. ^ a b Spurr, Ben (November 3, 2016). "Metrolinx says it intends to cancel Bombardier LRV contract". Toronto Star. Archived from the original on February 13, 2017. Retrieved February 12, 2017. "The ministry of transportation confirmed to the Star on Thursday that Metrolinx, the provincial transit agency, has issued a formal notice of intent to terminate its $770-million contract for up to 182 Bombardier LRVs."
94. ^ a b c Jeff, Shaun (February 10, 2017). "Bombardier taking Metrolinx to court over threats to scrap light-rail vehicle deal". Toronto Sun. Archived from the original on February 11, 2017. Retrieved February 12, 2017. "Bombardier filed an injunction Friday with Ontario's Superior Court in response to what the company calls "unjustified threats" to kill a $770-million contract signed in 2010."
95. ^ a b Spurr, Ben (February 10, 2017). "Bombardier taking Metrolinx to court". Toronto Star. Archived from the original on February 11, 2017. Retrieved February 12, 2017. "Bombardier's legal gambit comes three months after Metrolinx issued the company a notice of intention to cancel its contract for up to 182 light rail vehicles."
96. ^ "Transport minister fires back at Bombardier for court injunction against Metrolinx". CBC News. February 10, 2017. Archived from the original on February 12, 2017. Retrieved February 12, 2017. "In a statement, Bombardier says the goal of the injunction application is to encourage Metrolinx to 'resume good faith discussions.'"
97. ^ Moore, Oliver (February 14, 2017). "Metrolinx rejects Bombardier's claims of laxity in wake of court filing". The Globe and Mail. Archived from the original on March 25, 2017. Retrieved February 15, 2017. "A senior person at Bombardier familiar with the process says the company had to go to court after months of behind-the-scenes talks with Metrolinx hit an impasse."
98. ^ "Join us March 13 to say farewell to the Crosstown's TBM". Metrolinx. October 3, 2017. Retrieved March 13, 2017. "Metrolinx invites you to join us throughout the week of March 13, 2017 to watch the pieces of being lifted and transported offsite. We will start the process of extracting the tunnel boring machines (TBM) from the completed east tunnels, and say farewell to our faithful helpers, TBM Don and TBM Humber. The TBMs will be disassembled and lifted from extraction shaft just east of Yonge & Eglinton in four oversized sections over four days. ... Each piece will be lifted from the extraction shaft in the morning, and placed on the ground within the construction zone. Later, after 9 p.m. that night, the piece will be loaded onto a large truck and hauled away. TBM Don, the machine that bored the north tunnel, will be removed first."
99. ^ Dolski, Megan (March 13, 2017). "Work starts on stations, tracks for Eglinton-Crosstown LRT". Toronto Star. Archived from the original on March 14, 2017. Retrieved March 14, 2017.
100. ^ a b "Eglinton Crosstown LRT Updates – July 2017". Metrolinx. July 14, 2017. Archived from the original on April 30, 2021. Retrieved July 14, 2017.
101. ^ a b "Eglinton Crosstown LRT Updates – August 2017". Metrolinx. August 11, 2017. Archived from the original on April 22, 2022. Retrieved August 11, 2017.
102. ^ Spurr, Ben (July 11, 2018). "Companies building Eglinton Crosstown LRT sue Metrolinx for breach of contract". The Star. Archived from the original on August 9, 2018. Retrieved August 8, 2018.
103. ^ a b "Auditor-General says Metrolinx paid massive settlement without thoroughly reviewing claim". Archived from the original on December 14, 2018. Retrieved December 18, 2018.
104. ^ Spurr, Ben (August 8, 2018). "Metrolinx asks court to block lawsuit over Eglinton Crosstown LRT line". The Star. Archived from the original on August 8, 2018. Retrieved August 8, 2018.
105. ^ "LRT legal challenge settled with terms kept confidential". The South Bayview Bulldog. September 7, 2018. Archived from the original on September 24, 2018. Retrieved September 24, 2018.
106. ^ "Metrolinx—LRT Construction and Infrastructure Planning" (PDF). www.auditor.on.ca. Archived (PDF) from the original on December 18, 2018. Retrieved December 18, 2018.
107. ^ a b "Eglinton Crosstown Update". Metrolinx. January 11, 2019. Archived from the original on April 7, 2022. Retrieved January 13, 2019.
108. ^ a b "Bombardier delivers first LRV for Eglinton Crosstown, on track for TTC streetcar delivery". CityNews. January 8, 2019. Archived from the original on January 9, 2019. Retrieved January 8, 2019.
109. ^ "East Guideway Concrete Pour". Metrolinx. February 15, 2019. Archived from the original on December 21, 2021. Retrieved April 7, 2019.
110. ^ "Proposed Leslie Street Closure". March 29, 2019. Archived from the original on April 2, 2019. Retrieved April 3, 2019.
111. ^ a b "Eglinton Crosstown LRT could be $330 million over budget and open seven months late, internal documents warn | The Star". thestar.com. December 30, 2019. Archived from the original on March 14, 2020. Retrieved February 19, 2020.+million+over+budget+and+open+seven+months+late,+internal+documents+warn+|+The+Star&rft.date=2019-12-30&rft_id=https://www.thestar.com/news/gta/2019/12/30/eglinton-crosstown-lrt-could-be-330-million-over-budget-and-open-seven-months-late-internal-documents-warn.html&rfr_id=info:sid/en.wikipedia.org:Line+5+Eglinton" class="Z3988">
112. ^ @GreggLintern (December 14, 2019). "Light rail at the end of the tunnel" (Tweet) - via Twitter.
113. ^ a b "Training tale – First Eglinton Crosstown light rail vehicle hits tracks of main Toronto line". Metrolinx. January 9, 2020. Archived from the original on December 27, 2019. Retrieved December 20, 2019.
114. ^ "Eglinton Crosstown Update February 2020". Metrolinx. February 2020. Archived from the original on February 21, 2020. Retrieved February 21, 2020.
115. ^ "Eglinton Crosstown LRT won't be ready until 'well into 2022,' Metrolinx says". CBC News. February 18, 2020. Archived from the original on February 18, 2020. Retrieved February 18, 2020.
116. ^ Spurr, Ben (February 17, 2020). "Eglinton Crosstown faces another setback, delayed until 2022". Toronto Star. Archived from the original on February 18, 2020. Retrieved February 18, 2020.
117. ^ Rider, David (March 9, 2020). "Ford government pledges $3M for businesses affected by Eglinton LRT construction". Toronto Star. Archived from the original on March 10, 2020. Retrieved March 10, 2020.
118. ^ a b "Eglinton Crosstown Update". Metrolinx. March 13, 2020. Archived from the original on March 16, 2020. Retrieved March 16, 2020.
119. ^ "See video of the first time a light rail vehicle passes through a Crosstown tunnel". Metrolinx. May 4, 2020. Archived from the original on May 9, 2020. Retrieved May 9, 2020.
120. ^ Spurr, Ben (October 1, 2020). "New report says the Eglinton Crosstown LRT could open five months late — and without its Eglinton stop". Toronto Star. Archived from the original on October 2, 2020. Retrieved October 1, 2020.
121. ^ "In 'extraordinary step,' company building Eglinton Crosstown hits province with lawsuit". Canadian Broadcasting Corporation. October 8, 2020. Archived from the original on October 10, 2020. Retrieved October 8, 2020.
122. ^ "The art of the line – How Toronto's Crosstown LRT is adding creative touches to transit design". December 9, 2020. Archived from the original on December 11, 2020. Retrieved December 11, 2020.
123. ^ "Crosstown LRT crews complete installation of rail on important stretch of Toronto's Brentcliffe Portal". Metrolinx. April 7, 2021. Archived from the original on April 11, 2021. Retrieved April 13, 2021.
124. ^ a b "Crosstown projects sees new track brought in for light rail vehicles". Metrolinx. April 29, 2021. Archived from the original on April 29, 2021. Retrieved April 29, 2021.
125. ^ "Crosstown LRT projects sees significant concrete milestones as well as main entrance features at Science Centre Station". Metrolinx. April 21, 2021. Archived from the original on April 21, 2021. Retrieved April 21, 2021.
126. ^ "Overhead Catenary System Energization between Laird Drive and Kennedy Road". Metrolinx. May 3, 2021. Archived from the original on May 1, 2021. Retrieved May 1, 2021.
127. ^ "Powering up the Eglinton Crosstown LRT for the first time". Metrolinx. May 10, 2021. Archived from the original on May 11, 2021. Retrieved May 10, 2021.
128. ^ Spurr, Ben (May 17, 2021). "Eglinton Crosstown LRT to cost more and take longer, after builder scores legal victory". Toronto Star. Archived from the original on May 17, 2021. Retrieved May 18, 2021.
129. ^ "Light Rail Vehicle Delivery and Testing between Laird Dr. and Kennedy Rd". Metrolinx. Archived from the original on May 14, 2021. Retrieved May 13, 2021.
130. ^ "Get an update on the first batch of Eglinton Crosstown LRT vehicles as they begin their testing journey". Metrolinx. May 27, 2021. Archived from the original on May 27, 2021. Retrieved June 8, 2021.
131. ^ "See new videos of Crosstown light rail vehicles arrive in preparation for testing to come". Metrolinx. June 3, 2021. Archived from the original on June 3, 2021. Retrieved June 8, 2021.
132. ^ "TTC to renumber 5 Avenue and 6 Bay bus routes to prepare for future rapid transit lines". Toronto Transit Commission. June 18, 2021. Archived from the original on June 23, 2021. Retrieved June 21, 2021.
133. ^ "Crews use unusual formwork on Crosstown LRT project as team gets closer to putting down all rail". Metrolinx. July 12, 2021. Archived from the original on July 12, 2021. Retrieved July 12, 2021.
134. ^ "Testing begins as Crosstown LRT vehicles make their first move along Eglinton Avenue". Metrolinx. August 24, 2021. Archived from the original on August 28, 2021. Retrieved August 28, 2021.
135. ^ "Final pieces of trackwork being installed at Eglinton Station for Crosstown LRT project". Metrolinx. October 5, 2021. Archived from the original on October 5, 2021.
136. ^ "Crews install last piece of track for Eglinton Crosstown LRT". Metrolinx. November 2, 2021. Archived from the original on November 2, 2021.
137. ^ "See video as first Crosstown light rail vehicles travel from Laird Station back to their storage facility". Metrolinx. November 18, 2021. Archived from the original on November 19, 2021.
138. ^ "Not just any red light – Final Eglinton Crosstown LRT signal installed at Laird Station". Metrolinx. February 24, 2022. Archived from the original on February 24, 2022.
139. ^ "All of Toronto's Crosstown vehicles are ready to go as the line actually nears completion". www.blogto.com. Archived from the original on April 1, 2022. Retrieved April 1, 2022.
140. ^ "Full-length vehicle testing starts for Eglinton Crosstown – plus station updates". Metrolinx. July 21, 2022. Archived from the original on July 21, 2022.
141. ^ "'Something really stinks here': Why you still don't know when the Eglinton LRT will start running". Toronto Star. April 22, 2023. Archived from the original on April 22, 2023. Retrieved April 22, 2023.
142. ^ "Never-used Eglinton Crosstown LRT station platform ripped up due to uneven concrete". CityNews. April 24, 2023. Archived from the original on April 25, 2023.
143. ^ Lilley, Brian (April 26, 2023). "Eglinton Crosstown won't open until 2024 — at the earliest". Toronto Sun. Archived from the original on May 18, 2023. Retrieved April 28, 2023.
144. ^ "Metrolinx CEO sheds light on reasons for Eglinton LRT delays". Toronto Star. April 27, 2023. Archived from the original on April 28, 2023. Retrieved April 28, 2023.
145. ^ "Upcoming TTC subway closures and weekend diversions". Toronto Transit Commission. May 11, 2023. Archived from the original on May 12, 2023.
146. ^ "TTC budget plans on Eglinton Crosstown and Finch West LRTs opening in the fall". Toronto Star. December 15, 2023.
147. ^ "'Major construction' complete on Eglinton Crosstown but software and quality assurance issues outstanding: Metrolinx". CTV News. March 25, 2024.
148. ^ a b "Report sheds light on beleaguered Eglinton Crosstown LRT's progress". Toronto Star. July 8, 2024.
149. ^ "'Unacceptable': Toronto councillor calls for public inquiry into Eglinton Crosstown delays". CablePulse 24. October 5, 2024.
150. ^ "Eglinton Crosstown will open no earlier than mid-2025, TTC chair says". CBC News. December 4, 2024.
151. ^ Takagi, Andy (March 13, 2025). "Eglinton Crosstown LRT finally has an opening date, according to sources". Toronto Star. Archived from the original on March 13, 2025. Retrieved March 14, 2025.
152. ^ Draaisma, Muriel (June 4, 2025). "Ford says Eglinton Crosstown LRT still on track to open in September 2025". msn.ca. Retrieved June 5, 2025.
153. ^ a b Colin, D'Mello (March 28, 2025). "Metrolinx renaming Eglinton Crosstown LRT's Ontario Science Centre station". Global News. Retrieved March 28, 2025.
154. ^ Alevato, Julia (July 17, 2025). "Bad news, commuters: The Eglinton Crosstown LRT may be delayed again". CBC News. Retrieved July 18, 2025.
155. ^ "Eglinton Crosstown LRT testing finds 'vehicle availability' issues: Metrolinx CEO". CityNews. August 6, 2025. Retrieved August 7, 2025.
156. ^ "Request for Qualifications Issued for Tunnelling Works on Scarborough Subway Extension and Eglinton Crosstown West Extension". Infrastructure Ontario. Archived from the original on May 6, 2023. Retrieved May 6, 2023.
157. ^ "Contract Awarded for Eglinton Crosstown West Extension Advance Tunnel Project". Infrastructure Ontario. Archived from the original on May 6, 2023. Retrieved May 6, 2023.
158. ^ "Second tunnel starts as Rexy joins Renny in tunnelling the Eglinton Crosstown West Extension". Metrolinx. August 5, 2022. Archived from the original on August 6, 2022.
159. ^ "TBMs Rexy and Renny spent two years digging twin 6.3-kilometre tunnels for the western segment". Metrolinx. June 24, 2024. Retrieved October 26, 2024.
160. ^ "Metrolinx - Abstract - SQ-2021-CSUB-101 - Sq-2021-csub-101: Prequalification For Design Build Of The Elevated Guideway (sc". www.metrolinx.merx.com. Archived from the original on November 22, 2022. Retrieved November 22, 2022.
161. ^ "Contract awarded for Eglinton Crosstown West Extension guideway". Metrolinx. December 18, 2023. Archived from the original on December 19, 2023.
162. ^ a b "Metrolinx has awarded the contract for the second underground segment of the Eglinton Crosstown West Extension". Metrolinx. February 20, 2024. Archived from the original on February 21, 2024.
163. ^ "Final leg of tunnelling starts for Eglinton Crosstown West". Metrolinx. April 2025. Retrieved May 5, 2025.
164. ^ "Construction updates - Tunnelling (P. 20)" (PDF). Metrolinx. April 9, 2025. Retrieved May 17, 2025.
165. ^ Callan, Isaac (March 25, 2024). "Ford government prepares to build stations for Eglinton Crosstown West Extension". Global News. Retrieved March 27, 2024.
166. ^ "Eglinton Crosstown West Extension – Stations, Rail and Systems". Infrastructure Ontario. Retrieved March 27, 2024.
167. ^ "Eglinton Crosstown West Extension". www.metrolinx.com. Retrieved March 11, 2024.
168. ^ "Progress updates". Pearson Airport. Retrieved March 11, 2024. "We're continuing to work with Metrolinx and all levels of government to advance planning and design for the proposed connection of the Eglinton Crosstown West Extension to Toronto Pearson."
169. ^ "Eglinton Crosstown West Extension.FAQs". www.metrolinx.com. Retrieved March 11, 2024.
170. ^ "Eglinton Crosstown West Extension Initial Business Case" (PDF). Metrolinx Business Cases. Metrolinx. February 28, 2020.
171. ^ "Building better transit". Toronto Pearson. Toronto Pearson International Airport.
172. ^ "City of Toronto: Get Involved > Eglinton Crosstown Light Rail Transit (LRT) > Frequently Asked Questions > Stations and Stops". City of Toronto. August 20, 2011. Archived from the original on October 21, 2011. Retrieved October 24, 2011.
173. ^ Mackenzie, Robert (March 17, 2020). "Metrolinx's Eglinton West LRT Business Case Goes Underground". UrbanToronto. Archived from the original on December 3, 2020. Retrieved September 21, 2020.
174. ^ "Eglinton Crosstown West Extension - LIVE Meeting". Metrolinx. August 19, 2021. p. 0:28:33–0:30:37. Archived from the original on December 21, 2021.
175. ^ "Science Centre Station and West At-Grade (Sunnybrook Park Stop to O'Connor Stop) Open House". Metrolinx. November 14, 2017. p. 29\. Archived from the original on November 16, 2017. Retrieved November 14, 2017.
176. ^ "The Eglinton Crosstown LRT is going green". Metrolinx. August 4, 2021. Archived from the original on August 31, 2021. Retrieved August 30, 2021.
177. ^ "Sunnybrook Park stop is more light in Crosstown progress". Metrolinx. May 6, 2019. Archived from the original on May 9, 2019. Retrieved May 14, 2019.
178. ^ a b "Transit Facts – Surface Section" (PDF). Metrolinx. Archived from the original (PDF) on May 9, 2020. Retrieved May 9, 2020.
179. ^ "Stations and Stops". Metrolinx. Archived from the original on January 14, 2018. Retrieved January 10, 2018.
180. ^ a b c Kalinowski, Tess (November 24, 2015). "Eglinton West station to become 'Cedarvale' because of Crosstown LRT". Toronto Star. Archived from the original on November 24, 2015. Retrieved November 24, 2015.
181. ^ "Leslie Stop". The Crosstown.ca. January 14, 2017. Archived from the original on October 8, 2014. Retrieved November 4, 2017.
182. ^ a b "Aga Khan & Eglinton". Metrolinx. Archived from the original on September 18, 2020. Retrieved November 3, 2017.
183. ^ "Wynford Stop". Eglinton Crosstown. February 27, 2017. Retrieved November 4, 2017.
184. ^ "Bermondsey Stop". Eglinton Crosstown. January 14, 2016. Retrieved November 4, 2017.
185. ^ "Victoria Park Stop". Eglinton Crosstown. May 11, 2018. Retrieved April 28, 2020.
186. ^ "Pharmacy Stop". Eglinton Crosstown. May 10, 2018. Retrieved April 28, 2020.
187. ^ "Lebovic Stop". Eglinton Crosstown. December 3, 2015. Retrieved November 6, 2017.
188. ^ "Golden Mile (formerly Warden) Stop". Eglinton Crosstown. January 14, 2016. Retrieved November 6, 2017.
189. ^ "Birchmount Stop". Eglinton Crosstown. December 3, 2015. Retrieved November 7, 2017.
190. ^ "Ionview Stop". Eglinton Crosstown. Metrolinx. December 5, 2015. Retrieved November 7, 2017.
191. ^ "Eglinton Crosstown Line Station and Stop Names". Metrolinx. October 2, 2015. Archived from the original on October 21, 2020. Retrieved October 2, 2015.
192. ^ "Ferrand Stop". Eglinton Crosstown. February 27, 2017. Archived from the original on November 7, 2017. Retrieved November 3, 2017.
193. ^ Kalinowski, Tess (January 15, 2016). "Eglinton Crosstown station name sparks contentious Metrolinx debate". Toronto Star. Retrieved January 15, 2016.
194. ^ Palamarchuk, Andrew (May 9, 2018). "Metrolinx honours businessmen Karim Hakimi and Joe Lebovic". Toronto.com. Retrieved May 25, 2021.
195. ^ "Line 5 Eglinton Station Names" (PDF). Board Presentation. Toronto Transit Commission. November 23, 2015. Archived from the original (PDF) on August 31, 2021. Retrieved November 30, 2015. "In order to reduce confusion with Eglinton Station and Line 5 Eglinton, Eglinton West Station will be renamed. ... TTC staff evaluated the initial report and the proposed names and provided feedback and recommendations. A primary TTC concern was to avoid replication and redundancy with existing TTC station names. The proposed names are unique and are not likely to be confused with existing station names."
196. ^ "The Sheppard Subway - Transit Toronto - Content". transittoronto.ca. Archived from the original on May 11, 2023. Retrieved May 16, 2023.
197. ^ Colin, D'Mello (April 20, 2023). "Ford government to rename Science Centre subway station in Toronto". Global News. Retrieved April 20, 2023.
198. ^ Benzie, Robert; Ferguson, Rob (June 21, 2024). "Ford government closing Ontario Science Centre today after report found roof in danger of collapsing". Toronto Star. Retrieved June 21, 2024.
199. ^ a b Spurr, Ben (January 15, 2018). "Art installations will enliven Eglinton Crosstown LRT". Toronto Star. Archived from the original on January 18, 2018. Retrieved January 18, 2018.
200. ^ a b "How will the Eglinton Crosstown LRT's automatic train control work? We break down every major element in an infographic". Metrolinx News. Metrolinx. December 9, 2019. Archived from the original on January 9, 2020. Retrieved January 9, 2020.
201. ^ Munro, Steve (June 17, 2013). "Metrolinx Announces Design Changes and Public Meetings on Eglinton LRT (Update 8)". Steve Munro. Archived from the original on March 4, 2015. Retrieved June 17, 2013.
202. ^ "Light Rail Transit Facts". Metrolinx. May 31, 2015. Archived from the original on May 16, 2015. Retrieved May 31, 2015.
203. ^ "Eglinton Crosstown Environmental Report" (PDF). TTC/City Of Toronto. March 2010. Archived (PDF) from the original on May 26, 2021. Retrieved April 8, 2019.
204. ^ Spurr, Ben (July 20, 2016). "Metrolinx threatens legal action over late delivery of light rail vehicles". Toronto Star. Archived from the original on July 20, 2016. Retrieved July 20, 2016.
205. ^ Spurr, Ben; Pagliaro, Jennifer (October 31, 2016). "Report outlines steep costs of running new Toronto transit lines". Toronto Star. Archived from the original on November 1, 2016. Retrieved October 31, 2016.
206. ^ "Metrolinx enhances platform safety on Eglinton Crosstown LRT". Metrolinx. May 31, 2022. Archived from the original on June 1, 2022.
207. ^ "Transit City measures up to international standard". Toronto Star. January 6, 2010. Archived from the original on October 19, 2012. Retrieved October 4, 2014.
208. ^ Bow, James (June 13, 2019). "The Toronto Flexity Freedom Light Rail Vehicles". Transit Toronto. Retrieved February 22, 2020.
209. ^ Spurr, Ben (March 2, 2017). "Metrolinx in talks with another company to replace Bombardier vehicles as fears mount over $500,000 a day late fees". Toronto Star. Archived from the original on April 10, 2017. Retrieved May 12, 2017.
210. ^ Spurr, Ben (May 12, 2017). "Province had no choice but to seek Bombardier substitute for Eglinton LRT: Del Duca". Toronto Star. Archived from the original on May 12, 2017. Retrieved May 12, 2017.
211. ^ "Metrolinx statement on Alstom/Bombardier". Metrolinx. Archived from the original on September 22, 2022. Retrieved May 12, 2017.
212. ^ Spurr, Ben (May 13, 2017). "How do TTC's streetcar options compare? It's Bombardier versus Alstom". Toronto Star. Archived from the original on June 12, 2018. Retrieved May 13, 2017.
213. ^ Spurr, Ben (October 30, 2018). "First Eglinton Crosstown LRT vehicle to be ready in November, Bombardier says". Toronto Star. Archived from the original on October 31, 2018. Retrieved October 30, 2018. "The company plans to ship the vehicle to Toronto next month, and has a target of delivering five more by mid-February. It intends to supply the entire fleet of 76 vehicles to Metrolinx, the provincial agency that's building the Crosstown, in time for the line's opening."
214. ^ "Keele Street to Jane Section and Black Creek Maintenance & Storage Facility Environmental Project Report Addendum Online Consultation". Metrolinx. 2016. Archived from the original on July 25, 2016. "Ultimate storage yard capacity of 162 vehicles;"
215. ^ Lorinc, John (November 23, 2012). "Down (but not out) Mount Dennis area pins hopes on Metrolinx". The Globe and Mail. Archived from the original on March 4, 2016. Retrieved March 28, 2013. "A sprawling storage and maintenance facility for the light-rail vehicles will be built on the Kodak site within a few years."
216. ^ Munro, Steve (February 17, 2010). "Eglinton LRT: Trouble Brewing in Mt. Dennis (Update 2)". Archived from the original on March 4, 2015. "Some speakers addressed the use of the Kodak lands for the proposed carhouse, and asked that alternative schemes be considered. Part of this relates to a proposed "big box" development on the land. However, Council approved the acquisition of this property, by expropriation if necessary, in December."
217. ^ Kalinowski, Tess (February 16, 2010). "Residents ask TTC for LRT tunnel through Mount Dennis". Toronto Star. Archived from the original on October 3, 2013. "In addition to the $4.6 billion the province has committed to the Eglinton LRT, the centrepiece of Toronto's Transit City plan, the TTC also wants to build a carhouse on the old Kodak lands in Mount Dennis."
218. ^ a b c "Advancing City Priority Transit Expansion Projects – Eglinton East LRT and Waterfront East LRT" (PDF). City of Toronto. May 25, 2022. Archived (PDF) from the original on June 1, 2022.
219. ^ "Transit Network Expansion Update" (PDF). Toronto Transit Commission. July 14, 2022. Archived (PDF) from the original on July 9, 2022.

## External links

[edit]

Wikimedia Commons has media related to Line 5 Eglinton.

* Eglinton Crosstown Archived April 27, 2015, at the Wayback Machine, official project website for the line east of Mt. Dennis
* Eglinton Crosstown West Extension, official project website for the extension west of Mt. Dennis
* Toronto Light Rail Transit projects (Metrolinx) Archived November 23, 2018, at the Wayback Machine
* "TTC map showing proposed bus routes after the Eglinton Crosstown opens" (PDF). Toronto Transit Commission. February 25, 2016. p. 5\. Archived from the original (PDF) on August 18, 2021.

* v
* t
* e

Toronto Transit Commission

Bus|

* Blue Night Network
* Routes
* Wheel-Trans
* York University Busway

Subway|

* Yonge–University
* Toronto–York Spadina subway extension
* Bloor–Danforth
* Sheppard
* Eglinton
* Finch West
* Ontario Line

* Public art
* Rolling stock
* Signals
* Stations
* Trackage

Streetcars|

* 501 Queen
* 503 Kingston Rd
* 504 King
* 505 Dundas
* 506 Carlton
* 507 Long Branch
* 508 Lake Shore
* 509 Harbourfront
* 510 Spadina
* 511 Bathurst
* 512 St. Clair
* King Street Transit Priority Corridor
* Loops
* Queens Quay station
* Rolling stock

History|

* Incidents
* Queen subway line
* Eglinton West line
* Relief Line
* Network 2011
* Gray Coach
* Toronto Coach Terminal
* Sunnyside Bus Terminal
* 1995 Russell Hill subway accident
* 2006 strike
* 2008 strike
* 502 Downtowner
* 514 Cherry
* 521 Exhibition East
* 522 Exhibition West
* Scarborough
* McCowan Yard
* Transit City
* St. Clair Carhouse
* Toronto-gauge railways

Predecessors|

* Williams Omnibus Bus Line (1849–1862)
* Toronto Street Railway (1861–1891)
* Metropolitan line (1885–1904)
* Toronto Railway Company (1891–1921)
* Toronto and York Radial Railway (1904–1922)
* Toronto Civic Railways (1912–1921)
* Toronto Transportation Commission (1921–1953)
* Hydro-Electric Railways (1922–1927)

Facilities|

* Davisville Yard
* Eglinton MSF
* Greenwood Yard
* Hillcrest Complex
* Keele Yard
* Leslie Barns
* Roncesvalles Carhouse
* Russell Carhouse
* William McBrien Building
* Wilson Yard

Proposed|

* Don Mills LRT
* Eglinton East LRT
* Jane LRT
* Waterfront East LRT
* Waterfront West LRT

Miscellaneous|

* Accessibility
* Fares
* Presto card
* Metrolinx
* Personnel
* Transit Enforcement Unit
* Typeface

Italics indicate a project under construction

* v
* t
* e

Stations, stops and loops of the Toronto subway and streetcar systems

Present|

|  Yonge–University|

* Finch
* North York Centre
* Sheppard–Yonge ■
* York Mills
* Lawrence
* Eglinton
* Davisville
* St. Clair
* Summerhill
* Rosedale
* Bloor–Yonge ■
* Wellesley
* College
* Dundas
* Queen
* King
* Union
* St. Andrew
* Osgoode
* St. Patrick
* Queen's Park
* Museum
* St. George ■
* Spadina ■
* Dupont
* St. Clair West
* Eglinton West (Cedarvale)
* Glencairn
* Lawrence West
* Yorkdale
* Wilson
* Sheppard West
* Downsview Park
* Finch West
* York University
* Pioneer Village
* Highway 407
* Vaughan

|

Bloor–Danforth|

* Kipling
* Islington
* Royal York
* Old Mill
* Jane
* Runnymede
* High Park
* Keele
* Dundas West
* Lansdowne
* Dufferin
* Ossington
* Christie
* Bathurst
* Spadina ■
* St. George ■
* Bay
* Bloor–Yonge ■
* Sherbourne
* Castle Frank
* Broadview
* Chester
* Pape
* Donlands
* Greenwood
* Coxwell
* Woodbine
* Main Street
* Victoria Park
* Warden
* Kennedy
* Lawrence & McCowan
* Scarborough Centre
* Sheppard & McCowan

Sheppard|

* Sheppard–Yonge ■
* Bayview
* Bessarion
* Leslie
* Don Mills

Streetcar system|

* Bingham Loop
* Distillery Loop
* Dufferin Gate Loop
* Exhibition Loop
* Fleet Loop
* Gunns Loop
* High Park Loop
* Humber Loop
* Long Branch Loop
* McCaul Loop
* Neville Park Loop
* Queens Quay station

Future|

|  Eglinton|

* Renforth
* Martin Grove
* Kipling
* Islington
* Royal York
* Scarlett
* Jane
* Mount Dennis
* Keelesdale
* Caledonia
* Fairbank
* Oakwood
* Cedarvale (Eglinton West) ■
* Forest Hill
* Chaplin
* Avenue
* Eglinton ■
* Mount Pleasant
* Leaside
* Laird
* Sunnybrook Park
* Don Valley
* Aga Khan Park & Museum
* Wynford
* Sloane
* O'Connor
* Pharmacy
* Hakimi Lebovic
* Golden Mile
* Birchmount
* Ionview
* Kennedy ■

|

Finch West|

* Humber College
* Westmore
* Martin Grove
* Albion
* Stevenson
* Mount Olive
* Rowntree Mills
* Pearldale
* Duncanwoods
* Milvan Rumike
* Emery
* Signet Arrow
* Norfinch Oakdale
* Jane and Finch
* Driftwood
* Tobermory
* Sentinel
* Finch West ■

Ontario Line|

* Exhibition
* King–Bathurst
* Queen–Spadina
* Osgoode ■
* Queen ■
* Moss Park
* Corktown
* East Harbour
* Riverside–Leslieville
* Gerrard
* Pape ■
* Cosburn
* Thorncliffe Park
* Flemingdon Park
* Don Valley ■

Former|

|  Scarborough|

* Kennedy ■
* Lawrence East
* Ellesmere
* Midland
* Scarborough Centre
* McCowan

|

Italics indicate a future line, station or stop

* v
* t
* e

Transit City

Key people|

| Proponents|

* David Miller
* Adam Giambrone
* Karen Stintz
* Gary Webster

|

Opponents|

* Rob Ford
* Doug Ford

LRT projects|

* Don Mills
* Eglinton
* Etobicoke–Finch West
* Jane
* Scarborough Malvern
* Sheppard East
* Waterfront West

Related|

* MoveOntario 2020
* Line 3 Scarborough
* The Big Move rapid transit projects

* v
* t
* e

Rapid transit projects in the Big Move

Regional Express Rail|

* Barrie
* Bolton
* Kitchener
* Lakeshore East
* Lakeshore West
* Niagara extension
* Locust Hill
* Midtown corridor
* Milton
* Richmond Hill
* Seaton
* Stouffville
* Union Pearson Express

Subway|

* Spadina extension
* Yonge extension
* Relief Line

Light rail transit|

* A-Line
* B-Line
* Don Mills
* Eglinton
* Finch West
* Hurontario
* Jane
* Scarborough
* Scarborough Malvern
* Sheppard East
* T-Line
* Waterfront West

Bus rapid transit|

* 407 Transitway
* 427 North/South
* Dundas
* Durham–Scarborough
* Green Lane
* Highway 7
* Mississauga Transitway
* Queen (Peel)
* Steeles (Peel)
* Steeles (Toronto)
* Yonge

Other rapid transit|

* Brant
* Brock Road
* McCowan
* Oshawa Connector
* Simcoe
* Steeles–Taunton (Durham)
* Trafalgar
* Trafalgar–Main

* v
* t
* e

Passenger railways of Canada

Intercity|

* Via Rail
* Amtrak
* Cascades
* Maple Leaf
* Adirondack
* Keewatin Railway
* Ontario Northland Railway
* Tshiuetin Rail Transportation

Sightseeing|

* Agawa Canyon Tour Train
* Alberta Prairie Railway Excursions
* Kaoham Shuttle
* Port Stanley Terminal Rail
* Rocky Mountaineer
* Royal Canadian Pacific
* White Pass and Yukon Route

Commuter rail|

* GO Transit
* Greater Toronto
* Union Pearson Express
* Greater Toronto
* Exo
* Greater Montreal
* West Coast Express
* Greater Vancouver

Urban rail|

* CTrain
* Calgary
* Edmonton LRT
* Ion
* Waterloo Region
* Montreal Metro
* O-Train
* Ottawa
* Réseau express métropolitain
* Montreal
* SkyTrain
* Greater Vancouver
* Toronto subway

| Under construction|

* Broadway extension
* Vancouver
* Green Line
* Calgary
* Hurontario LRT
* Peel Region
* Line 5 Eglinton
* Toronto
* Line 6 Finch West
* Toronto
* Ontario Line
* Toronto
* O-Train Stage 2
* Ottawa
* REM Stage 2
* Montreal
* Surrey–Langley extension
* Greater Vancouver
* Valley Line West
* Edmonton

|

Planned|

* Blue line extension
* Montreal
* Gatineau LRT
* Gatineau
* Ion Stage 2
* Waterloo Region – Cambridge
* Hamilton LRT
* Hamilton
* Pink Line
* Montreal
* Quebec City Tramway
* Quebec City

Cancelled or closed|

* Expo Express
* Montreal
* Scarborough RT
* Toronto
* Sheppard East LRT
* Toronto
* Surrey LRT
* REM de l'Est
* Montreal

Streetcar|

* Toronto streetcar system

People mover|

* Terminal Link
* Toronto

Heritage tramways|

* High Level Bridge Streetcar
* Edmonton
* Nelson Electric Tramway
* Whitehorse Waterfront Trolley

See also|

* Urban rail transit in Canada
* Streetcars in North America
* Heritage railways in Canada
* Canada railways template
* Canada short line railways template

Portals:

* Ontario
* Transport

*[TBA]: To be announced
*[CBTC]: Communications-based train control
*[v]: View this template
*[t]: Discuss this template
*[e]: Edit this template