Scrumban

Project management method

This article has multiple issues. Please help improve it or discuss these issues on the talk page. (Learn how and when to remove these messages)

This article contains promotional content. Please help improve it by removing promotional language and inappropriate external links, and by adding encyclopedic text written from a neutral point of view. (January 2017) (Learn how and when to remove this message)

|

This article needs attention from an expert in Software. Please add a reason or a talk parameter to this template to explain the issue with the article. WikiProject Software may be able to help recruit an expert. (August 2023)

|

(Learn how and when to remove this message)

Part of a series on

Software development

Core activities

* Data modeling
* Processes
* Requirements
* Design
* Construction
* Engineering
* Testing
* Debugging
* Deployment
* Maintenance

Paradigms and models

* Agile
* Cleanroom
* Incremental
* Prototyping
* Spiral
* V model
* Waterfall

Methodologies and frameworks

* ASD
* DAD
* DevOps
* DSDM
* FDD
* IID
* Kanban
* Lean SD
* LeSS
* MDD
* MSF
* PSP
* RAD
* RUP
* SAFe
* Scrum
* SEMAT
* TDD
* TSP
* UP
* XP

Supporting disciplines

* Configuration management
* Deployment management
* Documentation
* Project management
* Quality assurance
* User experience

Practices

* ATDD
* BDD
* CCO
* CD
* CI
* DDD
* PP
* SBE
* Stand-up
* TDD

Tools

* Build automation
* Compiler
* Debugger
* GUI builder
* IDE
* Infrastructure as code
* Profiler
* Release automation
* UML Modeling

Standards and bodies of knowledge

* CMMI
* IEEE standards
* IREB
* ISO 9001
* ISO/IEC standards
* ITIL
* OMG
* PMBOK
* SWEBOK

Glossaries

* Artificial intelligence
* Computer science
* Electrical and electronics engineering

Outlines

* Outline of software development

* v
* t
* e

Scrumban is an Agile aligned approach to product delivery which is a hybrid of Scrum and Kanban. Scrumban was originally designed as a way to transition from Scrum to Kanban.

## History

[edit]

Scrumban was developed as an attempt to make it easier for existing Scrum teams to begin exploring Lean and Kanban concepts.[1]

## The Method

[edit]

In Scrumban, the teamwork is organized in small iterations and monitored with the help of a visual board, similar to Scrum and kanban boards. To illustrate each stage of work, teams working in the same space often use post-it notes or a large whiteboard. In the case of decentralized teams, visual management software such as Assembla, Targetprocess, Eylean Board, JIRA, Mingle or Agilo for Trac are often used.[2] Planning meetings are held to determine what user stories to complete in the next iteration. The User Stories are then added to the board and the team completes them, working on as few User Stories at a time as practical (work-in-progress, or WIP). To keep iterations short, WIP limits are used, and a planning trigger is set to know when to plan next - when WIP falls below a predetermined level. There are no predefined roles in Scrumban; the team keeps the roles they already have.[3]

### Iterations

[edit]

Work iterations in Scrumban are kept short. This ensures that a team can easily adapt and change its course of action to a quickly changing environment. The length of the iteration is measured in weeks. The ideal length of an iteration depends on the work process of each team, however it is recommended not to have iterations exceeding two weeks.[4] Velocity (a measure of productivity) is often used by the team to assess issues and trends in its throughput, in order to support continuous improvement.

### On-demand planning

[edit]

The planning in Scrumban is based on demand and occurs only when the planning trigger goes off. The planning trigger is associated with the number of tasks left in the "To Do" section of the board - when it goes down to a certain number, the planning event is held. The number of tasks that should trigger a planning event is not predefined. It depends on a team's velocity (how quickly can the remaining tasks be finished) and on the time required to plan the next iteration. The tasks planned for the next iteration are added to the "To Do" section of the board.

### Prioritization

[edit]

It is recommended to prioritize tasks during the planning event. This means the tasks are added to the board with marked priorities. It helps the team members to know which tasks should be completed first and which can be completed later. The prioritization can be done by adding numbers to the tasks or by adding an additional priority column, where the most important tasks are put at the top and the less important tasks below.

### Bucket size planning

[edit]

Bucket size planning brings the possibility of long-term planning to Scrumban. It is based on the system of three buckets that the work items need to go through before making it on the Scrumban board. The three buckets represent three different stages of the plan and are usually called 1-year, 6-month, and 3-month buckets. The 1-year bucket is dedicated for long-term goals that the company has, like penetrating a new market, releasing a new product, etc. When the company decides to move forward with a plan, it is moved to the 6-month bucket, where the main requirements of this plan are crystallized. When a company is ready to start implementing the plan, the requirements are moved into the 3-month bucket and divided into clear tasks to be completed by the project team. It is from this bucket that the team draws tasks during their on-demand planning meeting and starts working on the tasks.[5]

### The board

[edit]

A simple kanban board

The basic Scrumban board is composed out of three columns: To Do, Doing, and Done. After the planning meeting, the tasks are added to the To Do column, when a team member is ready to work on a task, he/she moves it to the Doing column and when he/she completes it, he/she moves it to the Done column. The Scrumban board visually represents the progress of the team. The task board columns are adapted and expanded based on the team's work progress. The most common add-ons include priority columns in the To Do section and columns like Design, Manufacturing, and Testing in the Doing section.

WIP limits --  To ensure that the team is working effectively, Scrumban methodology states that a team member should be working on no more than one task at a time. To make sure this rule is followed Scrumban uses WIP (work in progress) limit. This limit is visualized on top of the Doing section of the board (also could be on each column of that section) and means that only that number of tasks can be in the corresponding column at one time. A WIP limit usually is equal to the number of people in the team but could be expanded based on the specifics of the team's work.

To Do limits -- In order to have more productive planning meetings, the number of tasks in the To Do section can be limited as well. The same as with WIP limits, it is written at the top of the To Do section or on top of the corresponding columns and limits the number of tasks in the To Do section or specific columns.

### The team

[edit]

Scrumban does not require any specific number of team members or team roles. The roles a team has prior to adopting Scrumban are kept when implementing Scrumban. They are reinforced by team members having to choose the tasks to complete themselves. The team roles in Scrumban are more specialized and less cross-functional than what is expected in scrum teams.

### Pull principle

[edit]

In Scrumban tasks are not assigned to the team members by the team leader or project manager. Each team member chooses which task from the To Do section they are going to complete next. This guarantees a smooth process flow, where all the team members are equally busy at all times.

### Feature freeze

[edit]

Feature freeze is used in Scrumban when the project deadline is approaching. It means that only the features that the team already has for development can still be worked on and no additional features can be added.[6]

### Triage

[edit]

Triage usually happens right after the feature freeze. With an approaching project deadline, the project manager decides which of the in-development features will be completed and which will stay unfinished. This guarantees that the team can focus on finishing important features before the project deadline and forget the less important ones.[7]

## Tooling

[edit]

The most basic Scrumban set-up is a physical whiteboard with sticky notes. Electronic solutions, similar to scrum and kanban electronic boards are available as well. They offer full automation of the board, where it only has to be updated by the team members. Electronic boards often also provide automatic reports, the possibility of attachments and discussions on tasks, time tracking, as well as integrations with other commonly used project management software.[8]

## See also

[edit]

* Kanban (development)
* List of software development philosophies
* Scrum (software development)

## References

[edit]

1. ^ Ladas, Corey (January 2009). Scrumban: Essays on Kanban Systems for Lean Software Development. Modus Cooperandi Press. ISBN 978-0578002149
2. ^ "Q&A on the Scrumban [R]Evolution".
3. ^ Vasiliauskas, Vidas. "Scrumban - mixing agile and lean". YouTube. Retrieved 22 December 2014.
4. ^ Don, Wells. "Iterative Planning". Agile Process. Retrieved 14 January 2015.
5. ^ Misevičiūtė, D. "Scrumban: on demand vs. long-term planning". Eylean Blog.
6. ^ "Feature Freeze". OpenStack. Retrieved 14 January 2015.
7. ^ "Software Triage". Sticky Minds. Retrieved 14 January 2015.
8. ^ "What is Scrumban". Teamhood by Eylean.

*[v]: View this template
*[t]: Discuss this template
*[e]: Edit this template