Yellow Line (Namma Metro)

Line of Bengaluru's Namma Metro

Yellow Line

The newly revealed trainset for this metro line under Namma Metro which was launched under CRRC Nanjing Puzhen

Overview
Owner| Bangalore Metro Rail Corporation Limited (BMRCL)
Locale| Bangalore, Karnataka, India
Termini|

* Rashtreeya Vidyalaya Road
* Bommasandra

Stations| 16
Website| bmrc.co.in
Service
Type| Metro
System| Namma Metro
Depot(s)| Hebbagodi
History
Planned opening| November 2024; 52 days' time (November 2024)
Technical
Line length| 18.82 km (11.69 mi)
Number of tracks| 2
Character| Elevated
Track gauge| 1,435 mm (4 ft 8+1⁄2 in) standard gauge
Electrification| 750 V DC third rail

Yellow Line Map (TBC)

Legend

|  |  |

|  | Rashtreeya Vidyalaya Road |

Green Line

|
|
|
|
|

|  |

|  | Ragigudda
|  |

|  | Jayadeva Hospital

| Pink Line

Under Construction

|  |

|  | BTM Layout
|  |

|  | Central Silk Board

| Blue Line

Under Construction

|  |

|  | Bommanahalli
|  |

|  | Hongasandra
|  |

|  | Kudlu Gate
|  |

|  | Singasandra
|  |

|  | Hosa Road
|  |

|  | Beratena Agrahara
|  |

|  | Konappana Agrahara
|  |

|  | Electronic City
|  |

|  | Huskur Road
|  |

|  | Hebbagodi
|  |

|  |

Hebbagodi Depot (U/C)

|  |

|  | Bommasandra
|  |

|  | Narayana Hospital
|  |

|  | Chandapura
|  |

|  | Attibele Industrial Area
|  |

|  | Attibele
|  |

|  |

| Karnataka

Tamil Nadu
border

|  |

|  | Zuzuvadi
|  |

|  | Hosur SIPCOT park 1
|  |

|  | Hosur bus terminal
|  |

|  | Hosur SIPCOT park 2
|  |  |  |  |  |

The Yellow Line of Namma Metro is under construction and will form part of the metro rail network for the city of Bangalore, Karnataka, India. The 18.82 km (11.69 mi) line connects R.V. Road with Bommasandra and is fully elevated with 16 stations.[1] R.V. Road station is the terminal station on the city side where an interchange is being provided with the Green Line. Jayadeva Hospital station will serve as another elevated interchange station with the Pink Line[2] that is also under construction in Phase ll of Namma Metro's expansion. Upon its opening, Jayadeva Station will be the tallest and largest metro station in Bengaluru, with 5 levels of transport, including the metro lines. Central Silk Board station will be another interchange station between the Yellow Line and Blue Line. The other end of the Yellow Line will terminate at Bommasandra.[3] The line was scheduled to open in June 2023, but due to construction delays, it was scheduled around July 2024.[4][5] But now as per latest reports, the Yellow Line will be operational from November 2024. [6] This postpone has been attributed to delay in delivery of coaches from China. [7]

Reports have been shared from higher officials that the CMRS for this upcoming line under Namma Metro is getting geared up and is scheduled to conduct a full thorough inspection during the month-end of October 2024. This will ensure all the safety regulations for the passengers to have a hassle-free experience in this metro line. [8][9][10]

## Planning

[edit]

Namma Metro's Phase ll includes four to five new lines - Yellow and Pink Lines, as well as extensions of Purple Line and Green Line.[1] Phase II spans a length of 72.095 km (44.798 mi) (13.79 km (8.57 mi) underground, 0.48 km (0.30 mi) at grade and 57.825 km (35.931 mi) elevated) and adds 61 stations to the network of which 12 are underground.[11]

Tenders for the construction of the Yellow Line (between R V Road and Bommasandra) were floated in 3 packages.[12] On 9 December 2016, BMRC floated tenders for the construction of 6.418 km (3.988 mi) stretch from Bommasandra to Hosa Road station. The work involves the construction of a viaduct with five stations and includes the construction of the depot entry line leading to Hebbagodi depot.[13] Tenders for the 6.385 km (3.967 mi) stretch from Hosa Road to Bommanahalli (previously HSR Layout) were floated the next day.[14] Both packages were awarded to Thai-based ITD Cementation India in May 2017 for ₹511.35 and 485.52 crores (US$140 mil totally).[15] Civil works began in November 2017.

The third tender for construction of the 6.34 km (3.94 mi) elevated section and 5 stations was awarded to a joint venture between Hindustan Construction Company (HCC) and URC Construction Pvt Ltd. on 3 July 2017 for ₹797.29 crore (US$96 million).

Yellow Line

Section  | Length

(km)

| Contract cost  | Contractor(s)  | Expected completion
Rashtreeya Vidyalaya Road \- Bommasandra | 18.82

(6.418+6.385+6.340)

| ₹797.27 crores

(US$110 mil)

| HCC-URC JV  | December 2024[16]

### Bidding

[edit]

Package  | Stations  | Cost  | Contractors

|
|
|

1 (Bommasandra-Hosa Road)  | Bommasandra, Hebbagodi, Huskur Road, Electronic City, Konappana Agrahara, Beratena Agrahara  | ₹485.52 crore (US$58 million)  | ITD-ITD Cem JV
2 (Hosa Road-Bommanahalli)  | Bommanahalli, Hongasandra, Kudlu Gate, Singasandra, Hosa Road  | ₹511.35 crore (US$61 million)  | ITD-ITD Cem JV
3 (Bommanahalli-RV Road)  | RV Road, Ragigudda, Jayadeva Hospital, BTM Layout and Central Silk Board  | ₹797.29 crore (US$96 million)  | HCC-URC JV
CBTC Signalling  | ₹247.71 crore (US$30 million)  | Siemens
Hebbagodi Depot  | ₹170 crore (US$20 million)  | Parnika Commercial & Estates

## Funding

[edit]

For Phase-2 of Namma Metro, the Central and State Governments will fund around ₹15,000 crore. The State and Central Governments will bear 30% and 20% of the project cost respectively. The remaining will be obtained through senior term loans. BMRCL is permitted to raise up to ₹9,000 crore through loans.

Indian firms Biocon and Infosys announced that they would provide funding construction of the Biocon Hebbagodi and Infosys metro stations respectively on the Yellow Line. Each firm will contribute ₹100 crore (US$12 million) towards the project. Biocon CMD Kiran Mazumdar Shaw stated that the company wanted to fund the project because it would help de-congest the city. Both Biocon and Infosys have offices located near the stations.[17]

## Infrastructure

[edit]

### Rolling stock

[edit]

BMRC plans to operate driverless trains on the Yellow Line with Communication Based Train Control (CBTC) signaling system.[18] On 2 December 2019, BMRC awarded a contract for supplying 90 coaches (15 rakes) to CRRC Nanjing Puzhen Co. Ltd with CBTC signaling for the Yellow Line.[19] CRRC had entered into partnership with Titagarh Rail Systems Limited (TRSL) to meet the condition of at least 75% of the coaches be made in India. As a result, only one prototype train set will be manufactured in China. The prototype has been shipped from China to Bengaluru at the Hebbagodi Depot, which arrived on February 14, 2024, at 3:45 am.[20][21][22][23] With the arrival of the trainset, this will undergo rigorous and static testing within the depot, inclusive of the tracks present at the depot. It is slated to start operations around December 2024, subject to arrival of train sets. [24][25]

The contract for the construction of the Hebbagodi depot was awarded to Parnika Commercial & Estates(P) Ltd in July 2019.[26]

### Delays

[edit]

The line was initially scheduled to open on December 2022. However, due to construction delays the opening was pushed to June 2023 before being pushed to April 2024 again. The civil work for the line finished on March 2024 and BMRCL announced for the line to be opened in July 2024, however the opening was then pushed again to November 2024 and again to December 2024 due to delay in delivery of rolling stock. Later TRSL reported that the first train set delivery was now pushed to November-December causing the December opening to be unlikely. Later it was reported BMRCL began operating a "Plan-B" which would involve the opening of the line in December with only 7 stations opening with a 30 minute frequency which would be reduced later with the opening of the remaining 9 stations. [27][28][29][30][31]

## Stations

[edit]

The line will have a total of 16 stations. All the 16 stations are fully elevated while 4 stations (Ragigudda, Jayadeva Hospital, BTM Layout, and Central Silk Board) are built along with the new Ragigudda-Silk Board flyover as a rail-cum-road flyover. In addition the lines depot is located near the Hebbagodi station. In 2018, the Infosys Foundation and BMRCL signed an MoU for the construction and maintenance of the Konappana Agrahara metro station. Infosys Foundation will provide 115 crores for the construction of the station while 3000 square feet of the station land was allocated to the Foundation for its own use and a direct construction of a Foot Over Bridge from the Metro to the Infosys Campus was approved.

### Interchanges

[edit]

Passenger interchange facilities, connecting to other railway lines, will be provided at the following stations:

* Rashtreeya Vidyalaya Road (Connects to the Green Line, which runs between Nagasandra and Silk Institute)
* Jayadeva Hospital (Connects to the Pink Line, which runs between Nagawara and Kalena Agragara)
* Central Silk Board (Connects to the Blue Line, which runs between Central Silk Board and KIAL Terminals)

### List of Stations

[edit]

Yellow Line

#  | Station Name  | Opening  | Connections  | Station Layout  | Platform Level Type
English | Kannada
1  | Rashtreeya Vidyalaya Road | ರಾಷ್ಟ್ರೀಯ ವಿದ್ಯಾಲಯ ರಸ್ತೆ | Under construction  |  Green Line | Elevated  | Side
2  | Ragigudda | ರಾಗಿಗುಡ್ಡ | Under construction  |

Raggigudda-Silk Board Flyover

| Elevated  | Side
3  | Jayadeva Hospital | ಜಯದೇವ ಆಸ್ಪತ್ರೆ | Under construction  |  Pink Line (Under Construction)  | Elevated  | Side
4  | BTM Layout | ಬಿ ಟಿ ಎಂ ಬಡಾವಣೆ | Under construction  |  | Elevated  | Side
5  | Central Silk Board | ಕೇಂದ್ರ ರೇಷ್ಮೆ ಮಂಡಳಿ | Under construction  |  Blue Line (Under Construction)  | Elevated  | Side
6  | Bommanahalli (Roopena Agrahara) | ಬೊಮ್ಮನಹಳ್ಳಿ (ರೂಪೇನ ಅಗ್ರಹಾರ) | Under construction  |  | Elevated  | Side
7  | Hongasandra (Garvebhavi Palya) | ಹೊಂಗಸಂದ್ರ (ಗಾರ್ವೇಬಾವಿ ಪಲ್ಯ) | Under construction  |  | Elevated  | Side
8  | Kudlu Gate |  ಕೂಡ್ಲು ದ್ವಾರ | Under construction  |  | Elevated  | Side
9  | Singasandra | ಸಿಂಗಸಂದ್ರ | Under construction  |  | Elevated  | Side
10  | Hosa Road | ಹೊಸ ರಸ್ತೆ | Under construction  |  | Elevated  | Side
11  | Beratena Agrahara | ಬೆರಟೇನ ಅಗ್ರಹಾರ | Under construction  |  | Elevated  | Side
12  | Konappana Agrahara |  ಕೋಣಪ್ಪನ ಅಗ್ರಹಾರ | Under construction  |  | Elevated  | Side
13  | Electronic City | ಎಲೆಕ್ಟ್ರಾನಿಕ್ ಸಿಟಿ | Under construction  |  | Elevated  | Side
14  | Huskur Road | ಹುಸ್ಕೂರು ರಸ್ತೆ | Under construction  |  | Elevated  | Side
15  | Hebbagodi | ಹೆಬ್ಬಗೋಡಿ | Under construction  |  | Elevated  | Side
16  | Bommasandra | ಬೊಮ್ಮಸಂದ್ರ | Under construction  |  | Elevated  | Side

## See also

[edit]

* Namma Metro
* Purple Line
* Green Line
* Pink Line
* Blue Line
* Orange Line
* Red Line
* List of Namma Metro Stations
* Rapid transit in India
* List of metro systems
* Raggigudda-Silk Board Flyover

## References

[edit]

1. ^ a b bmrc.co.in/pdf/phase2/phase2forweb.pdf
2. ^ "Know the location of new Red Line metro stations". The Hindu. 15 July 2017. Retrieved 19 January 2019.
3. ^ "Karnataka approves plan to extend metro rail from Bommasandra to Hosur". The New Indian Express. Retrieved 10 June 2022.
4. ^ "RV Road-Bommasandra Metro stretch to open by April: CM Siddaramaiah". The New Indian Express. Retrieved 11 November 2023.
5. ^ "Metro Yellow Line to E-City & extended Green Line to open by April 2024: CM Siddramaiah". The Times of India. 21 October 2023. ISSN 0971-8257. Retrieved 11 November 2023.
6. ^ "Bengaluru Metro's Yellow Line to Open in November 2024, Tejasvi Surya Shares Key Details". TimesNow. 9 March 2024. Retrieved 10 March 2024.
7. ^ "Bengaluru's Namma Metro Yellow Line Launch Postponed To July: Delay In Coach Delivery From China Blamed".
8. ^ "Namma Metro Yellow Line Gears Up For Launch In December, CMRS Testing Soon". oneindia. 13 May 2024. Retrieved 13 May 2024.
9. ^ vinaykumar.patil. "Bengaluru: Namma Metro's Yellow line to undergo CMRS testing by October end". Asianet News Network Pvt Ltd. Retrieved 13 May 2024.
10. ^ Reporter, Staff (13 May 2024). "Bangalore Metro: Yellow Line Prepares For CMRS Inspection - Metro Rail News". Retrieved 13 May 2024.
11. ^ "Metro gets poll push for Phase II". Deccan Chronicle. 4 June 2013. Archived from the original on 9 June 2013. Retrieved 28 September 2013.
12. ^ "Tender for Electronics City metro reach issued – Bangalore Mirror -". Bangalore Mirror. Retrieved 7 March 2017.
13. ^ "Metro floats tenders for Electronics City route". The New Indian Express. Retrieved 11 December 2016.
14. ^ Staff Reporter. "Electronics City inches closer to being on metro map". The Hindu. Retrieved 11 December 2016.
15. ^ "Thai company ITD will build stations on e-city line in Bengaluru". The Economic Times. Retrieved 11 May 2017.
16. ^ "Bengaluru Metro's Yellow Line to be opened in one go from December 2023". 21 May 2023.
17. ^ "Biocon, Infy to Adopt Two Metro Stations – ETtech". ETtech.com. Retrieved 18 May 2017.
18. ^ Shah, Narendra (13 April 2019). "First Driverless trains likely to run on the Namma Metro's Yellow line by 2021". Metro Rail News. Retrieved 4 May 2019.
19. ^ "BMRCL Tenders". tenderb.bmrc.co.in. Retrieved 8 September 2020.
20. ^ Bureau, The Hindu (12 February 2024). "Coaches of driverless metro train to reach Bengaluru from Chennai soon". The Hindu. ISSN 0971-751X. Retrieved 13 February 2024. `{{cite news}}`: `|last=` has generic name (help)
21. ^ "First driverless train from China on its way". The New Indian Express. Retrieved 11 November 2023.
22. ^ Vivan, Sridhar (4 November 2023). "Chinese rakes for Namma Metro soon". Bangalore Mirror. Retrieved 11 November 2023.
23. ^ "BMRCL officials visit China to inspect Bengaluru metro Yellow Line coaches". The Hindu. 31 October 2023. ISSN 0971-751X. Retrieved 11 November 2023.
24. ^ B.P, Darshan Devaiah (14 February 2024). "Finally, driverless coaches for Yellow Line of Namma Metro arrive in Bengaluru". The Hindu. ISSN 0971-751X. Retrieved 14 February 2024.
25. ^ Siddiqui, Muthi-ur-Rahman. "Namma Metro's Yellow Line to open with 5-6 trains, 20-min frequency". Deccan Herald. Retrieved 15 June 2024.
26. ^ "Delhi-based firm gets Namma Metro's Hebbagodi depot contract | Bengaluru News". Times of India. Retrieved 19 December 2020.
27. ^ Bureau, The Hindu (8 March 2024). "Yellow Line may not start in July due to lack of trains". The Hindu. ISSN 0971-751X. Retrieved 6 September 2024. `{{cite news}}`: `|last=` has generic name (help)
28. ^ DHNS. "Bengaluru's Yellow Line will open in December with 8 trains and 15-min frequency, says BMRCL". Deccan Herald. Retrieved 6 September 2024.
29. ^ "Metro Yellow Line to E-City & extended Green Line to open by April 2024: CM Siddramaiah". The Times of India. 21 October 2023. ISSN 0971-8257. Retrieved 6 September 2024.
30. ^ "Bengaluru Metro's Yellow Line to Open in November 2024, Tejasvi Surya Shares Key Details". Times Now. 9 March 2024. Retrieved 6 September 2024.
31. ^ Philip, Christin Mathew (6 September 2024). "Major stations first: Bengaluru Metro scrambles with plan B for Electronics City line due to train crunch". moneycontrol.com.

* v
* t
* e

Namma Metro

Yellow Line 3

* Rashtreeya Vidyalaya Road ■
* Ragigudda
* Jayadeva Hospital ■
* BTM Layout
* Central Silk Board ■
* Bommanahalli
* Hongasandra
* Kudlu Gate
* Singasandra
* Hosa Road
* Beratena Agrahara
* Konappana Agrahara
* Electronic City
* Huskur Road
* Biocon Hebbagodi
* Bommasandra

Depot(s)

* ■ Hebbagodi

See also

* List of Namma Metro stations

*Stations in italics are Under Construction
*[Side]: Yellow & Blue Lines under Namma Metro
*[v]: View this template
*[t]: Discuss this template
*[e]: Edit this template